ProjeQtOr is an open source project management software that combines in one tool all the functionalities needed to organize your projects. It is simple, easy to use and covers a maximum of project management features.

Its particularity, in addition to its completeness, is to be oriented towards quality.

This means you can record all the events of your projects and thus simplify compliance with leading standards in quality management, be they ISO, CMMI, ITIL or other.

# What’s new in version 10.2 ?

Find in this manual, every 3 months, the latest features integrated into ProjeQtOr.

We offer you a small overview of the major developments and you will find the full list of developments covered in the update here.

Management of List Layouts

Save and re-apply list layout

Share layout with other users

Attribute layouts to other users

Set default layout for some users

Layout management

Planning of Parent Activty

Work is leveled on parent activities

Leveling on dates based on sub-activities

Task group management

Planning mode is no longer displayed on it

Parent activities

# Features

ProjeQtOr is a “Quality based Project Organizer”.

It is particularly well suited to IT projects, but can manage any type of project.

It offers all the features needed to different Project Management actors under a unique collaborative interface.

- Start guide
- Planning management
- Resource management
- Tickets management
- Costs management
- Quality management
- Risks management
- Perimeter management
- Documents management
- Commitments management
- Asset Management
- Humans Resources
- Tools
- Activity Stream
- Global view

# Concepts

This chapter defines the concepts of ProjeQtOr.

They can be referred in the following chapters.

- Concepts
  - Project
  - Activity
  - Organization
  - Product
  - Planning
  - ProjeQtOr roles
  - Profiles definition
  - Stakeholder definition
  - Resource function and cost
  - Resource calendar
  - Contexts

# Agile Methods

This chapter includes ProjeQtOr features that allow you to practice agile methods.

- Agile Methods
  - KanBan
  - Live Meeting
  - Planning Poker

# Settings

ProjeQtOr provides a very rich user interface.

It may be frightening at first glance because of the very numerous elements it provides, but once you’ll get familiar to the structure of the interface you’ll discover that it is quite simple as all screens have the same frames and sections always have simular structure and position.

- User parameters
- Global Parameters
- Special Fields
- Administration Console
- Module Management
- Access Rights
- List of Types
- List of Values
- Control Automation
- Tools

# Graphical user interface

ProjeQtOr provides a very rich user interface.

It may be frightening at first glance because of the very numerous elements it provides, but once you’ll get familiar to the structure of the interface you’ll discover that it is quite simple as all screens have the same frames and sections always have simular structure and position.

- Graphical User Interface
- Common sections

# Planning and Follow-up

ProjeQtOr provides all the elements needed to build a planning from workload, constraints between tasks and resources availability.

The main activity of Project Leader is to measure progress, analyse situation and take decisions. In order to ease his work, ProjeQtOr provides several reporting tools, from the well know Gantt chart, to many reports.

- Planning elements
- Common sections
- Planning
- Today (Dashboard)
- Extending
- Diary
- Reports
- Real work allocation
- Collaboration
- Asset Management

# Document Management translation

- Documents
- Translation

# Financial

- Expenses
- Incomes
- Financial situation
- Gantt Contract client & provider

# Steering

- Meetings
- Change Request
- Decisions
- Questions
- Deliverables
- Incomings
- Deliveries
- Mails follow-up
- Configuration Management

# Requirements & Tests

- Requirements dashboard
- Requirements
- Test cases
- Test sessions
- Summary of test cases section

# Risk Management & Ticketing

- Risks
- Opportunities
- Criticality value calculation
- Issues
- Actions
- Tickets
- Tickets dashboard

# Environmental parameters

- Users
- Resources
- Pool of Resources
- Teams
- Material resources
- Calendars
- Clients
- Contacts
- Providers
- Recipients
- Organizations
- Humans Resources

# Plug-ins

- Plug-ins management

# Glossary

- Glossary