.. include:: ImageReplacement.txt

.. image:: /images/GUI/INDEX_ZONE_CouvManuel.png


ProjeQtOr is an open source project management software that combines in one tool all the functionalities needed to organize your projects. It is simple, easy to use and covers a maximum of project management features.

Its particularity, in addition to its completeness, is to be oriented towards quality. 

This means you can record all the events of your projects and thus simplify compliance with leading standards in quality management, be they ISO, CMMI, ITIL or other.

    
What's new in version 10.4 ?
----------------------------

Find in this manual, every 3 months, the latest features integrated into ProjeQtOr.

We offer you a small overview of the major developments and you will find the full list of developments covered in the update here_.  

.. _here: https://www.projeqtor.org/en/product-en/downloads/change-history-en


 
.. container:: 
   
   **New Activity Expense**
   
   |ActivityExpenseBIG|
      
   Expense that is linked to an Activity and a project
   
   Expenses are summed up to the Activity's expenses section
   
   Expenses are summed up to the Project's expenses section
   
   
   :ref:`Activity expenses<activity-expense>`     
         
  


.. container:: 
   
   **Project Timeline on Gantt view** 
   
   |TimelineBIG|
   
   Timeline proposes a linear view of some selected tasks
   
   Possibility to add / remove tasks to the Timeline
   
   Scale of Timeline automatically adapts to the selected tasks
   
   :ref:`planningmodeGantt`


.. container:: 
   
   **Default priority of Activity from Expected End Date before order in WBS** 
   
   |ActivityBeforeEndBIG|
   
   This will give higher priority for activity that must end sooner, whatever the WBS
         
   If two activities have same expected end date, WBS is still the last priority criteria
   
   This feature can be disabled in Global parameter to retrieve default WBS only criteria
   
   
   :ref:`Planning order<planning-order>`
   
   
Features
--------

ProjeQtOr is a "Quality based Project Organizer". 

It is particularly well suited to IT projects, but can manage any type of project.

It offers all the features needed to different Project Management actors under a unique collaborative interface.
  
.. toctree::
   :maxdepth: 1
   
   Features
   TransverseFeatures
   
   
Concepts
--------

This chapter defines the concepts of ProjeQtOr.

They can be referred in the following chapters.

.. toctree::
   :maxdepth: 2

   Concept

Agile Methods
-------------

This chapter includes ProjeQtOr features that allow you to practice agile methods.

.. toctree::
   :maxdepth: 2
   
   Agile

   
Settings
--------

ProjeQtOr provides a very rich user interface.

It may be frightening at first glance because of the very numerous elements it provides, 
but once you'll get familiar to the structure of the interface you'll discover that it is quite simple 
as all screens have the same frames and sections always have simular structure and position.

.. toctree::
   :maxdepth: 1

   
   UserParameter
   GlobalParameters
   
   Administration
   
   AccessRights
   ListsOfTypes
   ListsOfValues
   
   ControlAutomation
   Tools

Graphical user interface
------------------------

ProjeQtOr provides a very rich user interface.

It may be frightening at first glance because of the very numerous elements it provides, 
but once you'll get familiar to the structure of the interface you'll discover that it is quite simple 
as all screens have the same frames and sections always have simular structure and position.

.. toctree::
   :titlesonly:
   
   Gui
   CommonSections
   



Planning and Follow-up
----------------------

ProjeQtOr provides all the elements needed to build a planning from workload, 
constraints between tasks and resources availability.

The main activity of Project Leader is to measure progress, analyse situation and take decisions.
In order to ease his work, ProjeQtOr provides several reporting tools, from the well know Gantt chart, to many reports.

.. toctree::
   :maxdepth: 1

   PlanningElements 
   CommonSections
   Gantt
   Today 
   Diary
   Report
   RealWorkAllocation
   Collaboration
   AssetManagement



Document Management  translation
--------------------------------

.. toctree::
   :maxdepth: 1
   
   Document
   Translation
  
  

Financial
---------

.. toctree::
   :maxdepth: 1

   Expenses
   Incomes
   Financial


Steering
--------

.. toctree::
   :maxdepth: 1

   Steering
   ConfigurationManagement
   
   
Requirements & Tests
--------------------

.. toctree::
   :maxdepth: 1   
   
   RequirementsDashBoard
   RequirementsTest

Risk Management & Ticketing
---------------------------

.. toctree::
   :maxdepth: 1   
   
   RiskIssueManagement
   Ticket
   TicketDashBoard
   

Environmental parameters
------------------------

.. toctree::
   :maxdepth: 1

   User
   Resource
   Customer
   Provider
   Recipient
   Organization
   HumanResources
   

   

Plug-ins
--------

.. toctree::
   :maxdepth: 1

   Plugin



   
Glossary
--------

.. toctree::
   :maxdepth: 1
  
   Glossary
