<?php 
/*** COPYRIGHT NOTICE *********************************************************
 *
 * Copyright 2009-2017 ProjeQtOr - Pascal BERNARD - support@projeqtor.org
 * Contributors : -
 *
 * This file is part of ProjeQtOr.
 * 
 * ProjeQtOr is free software: you can redistribute it and/or modify it under 
 * the terms of the GNU Affero General Public License as published by the Free 
 * Software Foundation, either version 3 of the License, or (at your option) 
 * any later version.
 * 
 * ProjeQtOr is distributed in the hope that it will be useful, but WITHOUT ANY
 * WARRANTY; without even the implied warranty of MERCHANTABILITY or FITNESS 
 * FOR A PARTICULAR PURPOSE.  See the GNU Affero General Public License for 
 * more details.
 *
 * You should have received a copy of the GNU Affero General Public License along with
 * ProjeQtOr. If not, see <http://www.gnu.org/licenses/>.
 *
 * You can get complete code of ProjeQtOr, other resource, help and information
 * about contributors at http://www.projeqtor.org 
 *     
 *** DO NOT REMOVE THIS NOTICE ************************************************/

/** ============================================================================
 * Project is the main object of the project managmement.
 * Almost all other objects are linked to a given project.
 */ 
require_once('_securityCheck.php');

#[AllowDynamicProperties]
class PlannedWork extends GeneralWork {

  public $surbooked;
  public $surbookedWork;
  public $idLeave;
  public $manual;
  public $_noHistory;
  public static $_planningInProgress;
    
  // List of fields that will be exposed in general user interface
  
  // Define the layout that will be used for lists
  private static $_layout='
    <th field="id" formatter="numericFormatter" width="10%" ># ${id}</th>
    <th field="nameResource" formatter="thumbName22" width="35%" >${resourceName}</th>
    <th field="nameProject" width="35%" >${projectName}</th>
    <th field="rate" width="15%" formatter="percentFormatter">${rate}</th>  
    <th field="idle" width="5%" formatter="booleanFormatter" >${idle}</th>
    ';
  
   /** ==========================================================================
   * Constructor
   * @param $id the id of the object in the database (null if not stored yet)
   * @return void
   */ 
  function __construct($id = NULL, $withoutDependentObjects=false) {
    parent::__construct($id,$withoutDependentObjects);
  }

   /** ==========================================================================
   * Destructor
   * @return void
   */ 
  function __destruct() {
    parent::__destruct();
  }

// ============================================================================**********
// GET STATIC DATA FUNCTIONS
// ============================================================================**********
  
  /** ==========================================================================
   * Return the specific layout
   * @return the layout
   */
  protected function getStaticLayout() {
    return self::$_layout;
  }


// ============================================================================**********
// GET VALIDATION SCRIPT
// ============================================================================**********
  
  /** ==========================================================================
   * Return the validation sript for some fields
   * @return the validation javascript (for dojo frameword)
   */
  public function getValidationScript($colName) {
    $colScript = parent::getValidationScript($colName);

    if ($colName=="idle") {   
      $colScript .= '<script type="dojo/connect" event="onChange" >';
      $colScript .= '  if (this.checked) { ';
      $colScript .= '    if (dijit.byId("PlanningElement_realEndDate").get("value")==null) {';
      $colScript .= '      dijit.byId("PlanningElement_realEndDate").set("value", new Date); ';
      $colScript .= '    }';
      $colScript .= '  } else {';
      $colScript .= '    dijit.byId("PlanningElement_realEndDate").set("value", null); ';
      //$colScript .= '    dijit.byId("PlanningElement_realDuration").set("value", null); ';
      $colScript .= '  } '; 
      $colScript .= '  formChanged();';
      $colScript .= '</script>';
    }
    return $colScript;
  }
  
// ============================================================================**********
// MISCELLANOUS FUNCTIONS
// ============================================================================**********
  
  /**
   * Run planning calculation for project, starting at start date
   * @static
   * @param string $projectId id of project to plan
   * @param string $startDate start date for planning
   * @return string result
   */

// ================================================================================================================================
// PLAN
// ================================================================================================================================

  public static function plan($projectIdArray, $startDate,$withCriticalPath=true,$infinitecapacity=false,$simulation=false,$criticalLike=false) {
    global $strictDependency,$workUnit,$hoursPerDay,$hour,$halfHour,$daysPerWeek,$withProjectRepartition,$globalMaxDate,$globalMinDate;
    global $arrayPlannedWork,$arrayRealWork,$arrayAssignment,$arrayPlanningElement;
    global $listPlan,$fullListPlan,$resources,$topList,$reserved,$arrayNotPlanned,$arrayWarning;
    global $cronnedScript, $listProjectsType, $listProjectsDelay, $inClauseStored, $infinitecapacityStored;
    $forceFDUR=false;
    $forceASAP=false;
    if ($criticalLike) $infinitecapacity=true;
    if ($simulation or $criticalLike) {
       $forceFDUR=true;
       $forceASAP=true;
    }
    
    // --------------------
    // Increase default limits
  	projeqtor_set_time_limit(300);
  	if (! is_array($projectIdArray) and $projectIdArray=='*') {
  	  projeqtor_set_memory_limit('1G');
  	} else {
      projeqtor_set_memory_limit('512M');
  	}
  	
  	if (!is_array($projectIdArray)) $projectIdArray=array($projectIdArray);
  	// Strict dependency means when B follows A (A->B), B cannot start same date as A ends, but only day after
  	$strictDependency=(Parameter::getGlobalParameter('dependencyStrictMode')=='NO')?false:true;
  	$projectNotStartBeforeValidatedDate=(Parameter::getGlobalParameter("notStartBeforeValidatedStartDate")=='YES')?true:false;
  	$arrayStartProject=array();
  	
  	//-- Manage cache
  	SqlElement::$_cachedQuery['Resource']=array();
  	SqlElement::$_cachedQuery['ResourceAll']=array();
  	SqlElement::$_cachedQuery['Project']=array();
  	SqlElement::$_cachedQuery['Affectation']=array();
  	SqlElement::$_cachedQuery['PlanningMode']=array();
  	self::$_planningInProgress=true;
  	Resource::resetCache();
  	
  	// Gets untis
  	$workUnit=Work::getWorkUnit();
  	$hoursPerDay=Work::getHoursPerDay();
  	$hour=round(1/$hoursPerDay,10);
  	$halfHour=round(1/$hoursPerDay/2,10);
  	
  	// Gives limits to avoid planning too far
    $withProjectRepartition=true;
    $result="";
    $startTime=time();
    $startMicroTime=microtime(true);
    $maxYears=5;
    $paramMaxYear=Parameter::getGlobalParameter('maxYearsPlanning');
    if ($paramMaxYear) $maxYears=$paramMaxYear;
    $globalMaxDate=date('Y')+$maxYears . "-12-31"; // Don't try to plan after Dec-31 of current year + 3
    $globalMinDate=date('Y')-1 . "-01-01"; // Don't try to plan before Jan-01 of current year -1
    
    // Work arrays
    $arrayPlannedWork=array();
    $arrayRealWork=array();
    $arrayAssignment=array();
    $arrayPlanningElement=array();

    //-- Controls (check that current user can run planning)
    $accessRightRead=securityGetAccessRight('menuActivity', 'read');
    $allProjects=false;
    if (count($projectIdArray)==1 and ! pq_trim($projectIdArray[0])) $allProjects=true;
    if ($accessRightRead=='ALL' and $allProjects and !$cronnedScript) {
      $listProj=pq_explode(',',getVisibleProjectsList());
      //ticket #5659
//       if (count($listProj)-1 > Parameter::getGlobalParameter('maxProjectsToDisplay')) {
//         $result=i18n('selectProjectToPlan');
//         $result .= '<input type="hidden" id="lastPlanStatus" value="INVALID" />';
//         echo '<div class="messageINVALID" >' . $result . '</div>';
//         return $result;
//       }
    }
    
    // Define number of days per week depending on open days
    $daysPerWeek=7;
    if (Parameter::getGlobalParameter('OpenDaySunday')=='offDays') $daysPerWeek--;
    if (Parameter::getGlobalParameter('OpenDayMonday')=='offDays') $daysPerWeek--;
    if (Parameter::getGlobalParameter('OpenDayTuesday')=='offDays') $daysPerWeek;
    if (Parameter::getGlobalParameter('OpenDayWednesday')=='offDays') $daysPerWeek--;
    if (Parameter::getGlobalParameter('OpenDayThursday')=='offDays') $daysPerWeek--;
    if (Parameter::getGlobalParameter('OpenDayFriday')=='offDays') $daysPerWeek--;
    if (Parameter::getGlobalParameter('OpenDaySaturday')=='offDays') $daysPerWeek--;
    
    //-- Build in list to get a where clause : "idProject in ( ... )"
    $inClause="(";
    foreach ($projectIdArray as $projectId) {
      $proj=new Project($projectId,true);
      $inClause.=($inClause=="(")?'':' or ';
      $inClause.="idProject in " . transformListIntoInClause($proj->getRecursiveSubProjectsFlatList(true, true));
    }
    $inClause.=" )";
    //$inClause.=" and " . getAccesRestrictionClause('Activity',false);
    //-- Remove Projects with Fixed Planning flag
    $inClause.=" and idProject not in " . Project::getFixedProjectList() ;
    $user=getSessionUser();
    if (!$cronnedScript) $inClause.=" and idProject in ". transformListIntoInClause($user->getListOfPlannableProjects());
    // Remove activities with fixed flag
    $pe=new PlanningElement();
    $peTable=$pe->getDatabaseTableName();
    $inClause.=" and (refType, refId) not in (select refType, refId from $peTable peFixed where fixPlanning=1) ";
    // Do not plan "Manual Planning" activities
    $inClause.=" and (refType, refId) not in (select refType, refId from $peTable peFixed where idPlanningMode=23) ";
    // Try and merge the two last conditions
    //$inClause.=" and (refType, refId) not in (select refType, refId from $peTable peFixed where peFixed.fixPlanning=1 or peFixed.idPlanningMode=23) ";
    //-- Purge existing planned work
    $planW=new PlannedWork();
    if (!$simulation) $planW->purge($inClause);
    $inClauseStored=$inClause;
    //-- #697 : moved the administrative project clause after the purge
    //-- Remove administrative projects
    $inClause.=" and idProject not in " . Project::getAdminitrativeProjectList() ;
    $inClause.=" and idle=0";
    //-- Get the list of all PlanningElements to plan (includes Activity, Projects, Meetings, Test Sessions)
    $pe=new PlanningElement();
    $clause=$inClause;
    $order="wbsSortable asc";
    $list=$pe->getSqlElementsFromCriteria(null,false,$clause,$order,true);
    if (count($list)==0) {
      $result=i18n('planEmpty');
      $result.= '<input type="hidden" id="lastPlanStatus" value="INCOMPLETE" />';
      echo '<div class="messageINCOMPLETE" >' . $result . '</div>';
      return $result;
    }
    //$templateProjects=Project::getTemplateList();
    $fullListPlan=PlanningElement::initializeFullList($list,$forceASAP);
    $listProjectsPriority=$fullListPlan['_listProjectsPriority'];
    $listProjectsType=$fullListPlan['_listProjectsType'];
    $listProjectsDelay=array(); 
    unset($fullListPlan['_listProjectsPriority']);
    unset($fullListPlan['_listProjectsType']);
    if ($simulation or $criticalLike) CriticalResourceScenarioProject::getScenarioProjectInfo($listProjectsType, $listProjectsDelay);
    $listPlan=self::sortPlanningElements($fullListPlan, $listProjectsPriority,$listProjectsType,$listProjectsDelay);
    $resources=array();
    $a=new Assignment();
    $topList=array();
    $reserved=array();
    self::storeReservedForRecurring();
    $arrayNotPlanned=array();
    $arrayWarning=array();
    $uniqueResourceAssignment=null;
    if ($projectNotStartBeforeValidatedDate) {
      foreach ($listPlan as $plan) {
        if ($plan->refType=='Project') {
          $arrayStartProject[$plan->refId]=$plan->validatedStartDate;
        }
      }
    }
    foreach($listProjectsDelay as $idProj=>$delay) {
      if (isset($arrayStartProject[$idProj])) {
        $arrayStartProject[$idProj]=self::shiftValidatedDate($arrayStartProject[$idProj],$delay);
      } else {
        $arrayStartProject[$idProj]=self::shiftValidatedDate($startDate, $delay);
      }
      // TODO : add constraint from predécessors
      // TODO : add contraints from first fixed milestone
    }
//-- Treat each PlanningElement ---------------------------------------------------------------------------------------------------
    $startDateGlobal=$startDate;
    $infinitecapacityStored=$infinitecapacity;
    foreach ($listPlan as $plan) {
      if (! $plan->id) {
        continue;
      }
    	if (isset($fullListPlan['#'.$plan->id])) $plan=$fullListPlan['#'.$plan->id];
      //-- Determine planning profile
      if ($plan->idle) {
      	$plan->_noPlan=true;
      	$fullListPlan=self::storeListPlan($fullListPlan,$plan);
      	continue;
      }
      if (isset($plan->_noPlan) and $plan->_noPlan) {
      	continue;
      }
      $typeProject=$listProjectsType[$plan->idProject]??'';
      $delayProject=$listProjectsDelay[$plan->idProject]??null;
      $infinitecapacity=$infinitecapacityStored;
      $noSurbooking=false;
      if ($typeProject=='TMP' or $typeProject=='PRP') {
        //if ($simulation) continue;
        $infinitecapacity=true;
        $noSurbooking=true;
      }
//       if ($plan->idPlanningMode==23) { // manual planning
//         $plan->_noPlan=true;
//         $fullListPlan=self::storeListPlan($fullListPlan,$plan);
//         continue;
//       }
      $startDate=$startDateGlobal;
      if ($projectNotStartBeforeValidatedDate and $plan->refType!='Project' 
      and isset($arrayStartProject[$plan->idProject]) and pq_trim($arrayStartProject[$plan->idProject])!='') {
        if ($arrayStartProject[$plan->idProject]>$startDate) $startDate=$arrayStartProject[$plan->idProject];
      } 
      $startPlan=$startDate;
      $startFraction=0;
      $endPlan=null;
      $step=1;
      $profile=$plan->_profile;
      $realProfile=$profile; // Store the real profile for START and STARR (Start Required), that is set to ASAP but should respect Validated Start Date, even with E-E dependency 
      if ($profile=="ASAP" and $plan->assignedWork==0 and $plan->leftWork==0 and $plan->validatedDuration>0) {
        $profile="FDUR";
      }
      if ($profile=="REGUL" or $profile=="FULL" 
       or $profile=="HALF" or $profile=="QUART") { // Regular planning
        $startPlan=self::shiftValidatedDate($plan->validatedStartDate,$delayProject);
        $endPlan=self::shiftValidatedDate($plan->validatedEndDate,$delayProject);
        $step=1;
      } else if ($profile=="FDUR") { // Fixed duration
        // #V5.1.0 : removed this option
        // This leads to issue when saving validate dates : it fixed start, which may not be expected
        // If one want Fixed duration with fixed start, use regular beetween dates, or use milestone to define start
      	//if ($plan->validatedStartDate) {   
      	//  $startPlan=$plan->validatedStartDate;
      	//}
        if (isset($plan->isGlobal) and $plan->isGlobal and count($plan->_directPredecessorList)==0 )  {
          if ($plan->plannedEndDate>$startDate and !$plan->realEndDate) {
            $startPlan=$plan->plannedEndDate;
          } else if (! $plan->plannedEndDate and self::shiftValidatedDate($plan->validatedEndDate,$delayProject)>$startDate) {
            $startPlan=self::shiftValidatedDate($plan->validatedEndDate,$delayProject);
          }
        } else if (count($plan->_directPredecessorList)==0 and self::shiftValidatedDate($plan->validatedStartDate, $delayProject)>$startDate and ! $plan->realStartDate and $plan->validatedStartDate) {
          $startPlan=self::shiftValidatedDate($plan->validatedStartDate, $delayProject);
        }
        $step=1;
      } else if ($profile=="ASAP" or $profile=="GROUP") { // As soon as possible
        //$startPlan=$plan->validatedStartDate;
      	$startPlan=$startDate; // V4.5.0 : if validated is fixed, must not be concidered as "Must not start before"
      	$endPlan=null;
        $step=1;
      } else if ($profile=="ALAP") { // As late as possible (before end date)
          $startPlan=self::shiftValidatedDate($plan->validatedEndDate,$delayProject);
          $endPlan=$startDate;
          $step=-1;         
      } else if ($profile=="FLOAT") { // Floating milestone
        if (count($plan->_predecessorListWithParent)==0 and self::shiftValidatedDate($plan->validatedEndDate,$delayProject)>$startDate and !$plan->realEndDate) $startPlan=self::shiftValidatedDate($plan->validatedEndDate,$delayProject); 
        else $startPlan=$startDate;
        $endPlan=null;
        $step=1;
      } else if ($profile=="FIXED") { // Fixed milestone
        if ($plan->refType=='Milestone') {
          $startPlan=self::shiftValidatedDate($plan->validatedEndDate, $delayProject);
          $plan->plannedStartDate=$startPlan;
          $plan->plannedEndDate=$startPlan;
          if (count($plan->_predecessorListWithParent)>0) {
            $mileStartCalc=null;
            foreach ($plan->_predecessorListWithParent as $precId=>$precValArray) { // $precValArray = array(dependency delay,dependency type)
              $precVal=$precValArray['delay'];
              $precTyp=$precValArray['type'];
              if (!isset($fullListPlan[$precId])) continue;
              $prec=$fullListPlan[$precId];
              $precEnd=$prec->plannedEndDate;
              $calcDate=addWorkDaysToDate($precEnd, $precVal);
              if (! $mileStartCalc or $calcDate>$mileStartCalc) $mileStartCalc=$calcDate;
            }  
            if ($mileStartCalc>$plan->plannedStartDate) {
              $arrayWarning['Milestone#'.$plan->refId]=i18n("warningPlanningPredecessorFixed",array(htmlFormatDate($mileStartCalc)));
            }
          }
          $fullListPlan=self::storeListPlan($fullListPlan,$plan);          
        } else {
          $startPlan=self::shiftValidatedDate($plan->validatedStartDate, $delayProject); 
          //$startFraction=$plan->validatedStartFraction; // TODO : implement control of time on meeting
        }
        $endPlan=self::shiftValidatedDate($plan->validatedEndDate,$delayProject);
        $step=1;
      } else if ($profile=="START" or $profile=="STARR") { // Start not before validated date
        $startPlan=self::shiftValidatedDate($plan->validatedStartDate,$delayProject);
      	$endPlan=null;
        $step=1;
        $profile='ASAP'; // Once start is set, treat as ASAP mode (as soon as possible)
      } else if ($profile=="RECW") {
        $plan->assignedWork=$plan->realWork;
        $plan->leftWork=0;
        $plan->plannedWork=$plan->realWork;
        $startPlan=null;
        if (isset($reserved['W'][$plan->id]['start']) and $reserved['W'][$plan->id]['start'] ) {
          $startPlan=$reserved['W'][$plan->id]['start'];
        } 
        if (isset($reserved['W'][$plan->id]['end'])   and $reserved['W'][$plan->id]['end'] ) {
          $endPlan=$reserved['W'][$plan->id]['end'];
        } 
        if (!$endPlan or !$startPlan) {
          $idPeProj=null;
          $curPe=$plan;
          while (!$idPeProj) {
            if (!$curPe->topId or !isset($fullListPlan['#'.$curPe->topId])) {
              $idPeProj=-1;
              break;
            }
            $topPe=$fullListPlan['#'.$curPe->topId];
            if ($topPe->refType=='Project') {
              $idPeProj=$topPe->id; // Will exit loop, after setting curPe
            }
            $curPe=$topPe;
          }
          if ($idPeProj>0) {
            if (!$endPlan) {
              if ($curPe->plannedEndDate) $endPlan=$curPe->plannedEndDate;
              else $endPlan=self::shiftValidatedDate($curPe->validatedEndDate,$delayProject);
            } 
            if (!$startPlan) {
              if ($curPe->plannedStartDate) $startPlan=$curPe->plannedStartDate;
              else $startPlan=self::shiftValidatedDate($curPe->validatedStartDate,$delayProject);
            }
          }
        }
        $plan->plannedStartDate=$startPlan;
        $plan->plannedEndDate=$endPlan;
        $artype=pq_substr($plan->_profile,-1);
        if ( (!$endPlan or !$startPlan) and isset($reseved[$artype][$plan->id]['assignments']) ) {
          foreach ($reseved[$artype][$plan->id]['assignments'] as $idAssignment) {
            $dates='';
            if (!isset($reserved['W'][$plan->id]['start']) or ! $reserved['W'][$plan->id]['start'] ) {
              $dates="'".i18n('colStartDate')."'";
            } 
            if (!isset($reserved['W'][$plan->id]['end']) or ! $reserved['W'][$plan->id]['end'] ) {
              if ($dates) $dates.=' '.pq_mb_strtolower(i18n('AND')).' ';
              $dates.="'".i18n('colEndDate')."'";
            }
            $arrayNotPlanned[$idAssignment]=i18n('planImpossibleForREC',array($dates));
          }   
          $fullListPlan=self::storeListPlan($fullListPlan,$plan);
        }
      } else if (!$plan->elementary) {
        $profile="REGUL";
        $plan->validatedStartDate=$plan->plannedStartDate;
        $plan->validatedEndDate=$plan->plannedEndDate;
        $startPlan=$plan->plannedStartDate;
        $endPlan=$plan->plannedEndDate;
        $step=1;
      } else {
        $profile=="ASAP"; // Default is ASAP
        $startPlan=$startDate;
        $endPlan=null;
        $step=1;
      }
      //-- Take into accound predecessors
      $precList=$plan->_predecessorListWithParent;
      foreach ($precList as $precId=>$precValArray) { // $precValArray = array(dependency delay,dependency type)
        $precVal=$precValArray['delay'];
        $precTyp=$precValArray['type'];
        if (!isset($fullListPlan[$precId])) continue;
      	$prec=$fullListPlan[$precId];
        $precEnd=$prec->plannedEndDate;
        $precStart=$prec->plannedStartDate;
        $precFraction=$prec->plannedEndFraction;       
        if ($prec->realEndDate) {
        	$precEnd=$prec->realEndDate;
        	$precFraction=1;
        }
        if ($prec->realStartDate) {
          $precStart=$prec->realStartDate;
        }
        if ($strictDependency or $precVal!=0 or $precFraction==1) {
          if ( ( $prec->refType!='Milestone' and $plan->refType!='Milestone') or $precFraction==1 or ($strictDependency and $plan->refType=='Milestone') ) {
          //if ($prec->refType!='Milestone') {
            //$startPossible=addWorkDaysToDate($precEnd,($precVal>=0)?2+$precVal:1+$precVal); // #77
            $startPossible=addWorkDaysToDate($precEnd,($precVal>=0 and $precTyp!='E-E')?2+$precVal:1+$precVal); // #77
          } else {
            if ($prec->refType=='Milestone') {
              $startPossible=addWorkDaysToDate($precEnd,($precVal>=0)?1+$precVal:$precVal);
            } else {
              $startPossible=addWorkDaysToDate($precEnd,1+$precVal);
            }
          }
          $startPossibleFraction=0;
        } else {
          $startPossible=$precEnd;
          $startPossibleFraction=$precFraction;
        }
        if ($precTyp=='S-S') {
          if ($precVal>0) {
            $startPossible=addWorkDaysToDate($precStart,$precVal+1);
          } else if ($precVal<0) {
            $startPossible=addWorkDaysToDate($precStart,$precVal);
          } else {
            $startPossible=$precStart;
          }
          $startPossibleFraction=0;
        }
        if ($precTyp=='E-E' and $profile=="FDUR" ) {
          $startPlan=addWorkDaysToDate($precEnd, $plan->validatedDuration *(-1) + 1 + $precVal);
        } else if ($precTyp=='E-E' and ($profile=="ASAP" or $profile=="GROUP") ) {
          //$profile="ALAP";
          $step=-1;
          $endPlan=$startPlan;
          if ($precVal>0) {
            $startPlan=addWorkDaysToDate($precEnd,$precVal+1);
          } else if ($precVal<0) {
            $startPlan=addWorkDaysToDate($precEnd,$precVal);
          } else {
            $startPlan=$precEnd;
          }
        } else if ($precTyp=='E-E' and $profile=="RECW") {
          // Nothing, start / End already set
        } else if ($profile=="ALAP") {
          if ($startPossible>=$endPlan) {
            $endPlan=$startPossible;
            if ($startPlan<$endPlan) {
              $startPlan=$endPlan;
              $endPlan=null;
              $step=1;
              $profile="ASAP";
            }
          }
        } else if ($startPossible>=$startPlan or ($startPossible==$startPlan and $startPossibleFraction>$startFraction)) { // #77       
          $startPlan=$startPossible;
          $startFraction=$startPossibleFraction;
        }
      }
      if (isOffDay($startPlan)) {
        while (isOffDay($startPlan)) {
          $startPlan=addDaysToDate($startPlan, 1);
        }
      }
      if ($plan->refType=='Milestone') {
        if ($profile!="FIXED") {
          if ($strictDependency) {
            $plan->plannedStartDate=addWorkDaysToDate($startPlan,1);
          } else if ($startFraction==1) {
          	if (count($precList)>0) {
              $plan->plannedStartDate=addWorkDaysToDate($startPlan,2);
          	} else {
          		$plan->plannedStartDate=addWorkDaysToDate($startPlan,1);
          	}
          	$plan->plannedStartFraction=0;
          } else {
            $plan->plannedStartDate=$startPlan;
            $plan->plannedStartFraction=$startFraction;
          }
          if ($plan->realEndDate) $plan->realStartDate=$plan->realEndDate;
          if ($plan->realStartDate) {
            $plan->plannedStartDate=$plan->realStartDate;
            $plan->plannedStartFraction=0;
            $plan->plannedEndFraction=0;
          }
          $plan->plannedEndDate=$plan->plannedStartDate;
          $plan->plannedEndFraction=$plan->plannedStartFraction;
          $plan->plannedDuration=0;          
          //$plan->save();
          $fullListPlan=self::storeListPlan($fullListPlan,$plan);
        }
        if ($profile=="FIXED") { // We are on Milestone ;)
        	$plan->plannedEndDate=self::shiftValidatedDate($plan->validatedEndDate, $delayProject);
        	$plan->plannedEndFraction=$plan->plannedStartFraction;
        	$plan->plannedDuration=0;
        	if ($plan->realEndDate) $plan->realStartDate=$plan->realEndDate;
        	if ($plan->realStartDate) {
        	  $plan->plannedStartDate=$plan->realStartDate;
        	  $plan->plannedEndDate=$plan->realEndDate;
        	  $plan->plannedStartFraction=0;
        	  $plan->plannedEndFraction=0;
        	}
          //$plan->save();
          $fullListPlan=self::storeListPlan($fullListPlan,$plan);
        }
      } else {        
        if (! $plan->realStartDate and $profile!='RECW') {
          //$plan->plannedStartDate=($plan->leftWork>0)?$plan->plannedStartDate:$startPlan;
        	if ($plan->plannedWork==0 and $plan->elementary==1) {
	        	if ($plan->validatedStartDate and $plan->validatedStartDate>$startPlan) {
	            $plan->plannedStartDate=$plan->validatedStartDate;
	          } else if ($plan->initialStartDate and $plan->initialStartDate>$startPlan) {
	            $plan->plannedStartDate=$plan->initialStartDate;
	          } else {
	            // V5.1.0 : should never start before startplan
	            //$plan->plannedStartDate=date('Y-m-d');
	            $plan->plannedStartDate=$startPlan;
	          }
        	}
        }
        if (! $plan->realEndDate and $profile!='RECW') {
          //$plan->plannedEndDate=($plan->plannedWork==0)?$plan->validatedEndDate:$plan->plannedEndDate;
        	if ($plan->plannedWork==0 and $plan->elementary==1) {
	          if ($plan->validatedEndDate and $plan->validatedEndDate>$startPlan) {
	            $plan->plannedEndDate=$plan->validatedEndDate;
	          } else if ($plan->initialEndDate and $plan->initialEndDate>$startPlan) {
	            $plan->plannedEndDate=$plan->initialEndDate;
	          } else {
	            // V5.1.0 : should never start before startplan
	            //$plan->plannedEndDate=date('Y-m-d');
	            $plan->plannedEndDate=$startPlan;
	          }
          }        	
        }
        if ($profile=="FDUR") {
          if (! $plan->realStartDate) {
            if ($plan->elementary) {
              if ($plan->plannedWork==0 or $plan->isManualProgress) $plan->plannedStartDate=$startPlan;
              $endPlan=addWorkDaysToDate($startPlan,$plan->validatedDuration);
            }
          } else {
            $endPlan=addWorkDaysToDate($plan->realStartDate,$plan->validatedDuration);
          }
          if (! $plan->realEndDate) {
            $plan->plannedEndDate=$endPlan;
          }
          $fullListPlan=self::storeListPlan($fullListPlan,$plan);
          //$plan->save();
        }
        if ($profile=="ASAP" and $plan->assignedWork==0 and $plan->realWork==0 and $plan->leftWork==0 and $plan->validatedWork>0) {
          if (! $plan->realStartDate) {
            if ($plan->elementary) {
              $plan->plannedStartDate=$startPlan;
              $endPlan=addWorkDaysToDate($startPlan,$plan->validatedWork);
            }
          } else {
            $endPlan=addWorkDaysToDate($plan->realStartDate,$plan->validatedWork);
          }
          if (! $plan->realEndDate) {
            $plan->plannedEndDate=$endPlan;
          }
          $fullListPlan=self::storeListPlan($fullListPlan,$plan);
          //$plan->save();
        }
        
        // get list of top project to chek limit on each project
        if ($withProjectRepartition) {
          $proj = new Project($plan->idProject,true);
          if ($infinitecapacity) $listTopProjects=array($plan->idProject);
          else $listTopProjects=$proj->getTopProjectList(true);
        }
        $crit=array("refType"=>$plan->refType, "refId"=>$plan->refId);
        $listAss=$a->getSqlElementsFromCriteria($crit,false);
        $groupAss=array();
        //$groupMaxLeft=0;
        //$groupMinLeft=99999;           
        if ($profile=='GROUP') {
          if (count($listAss)<2) {
        	  $profile='ASAP';
          } else {
            foreach ($listAss as $assTmp) {
              if ($assTmp->isResourceTeam) {
                $profile='ASAP';
                $arrayWarning[$assTmp->id]=i18n("warningPlanningModePool",array(i18n("PlanningModeGROUP")));
                break;
              }
            }           
          }
        }
        if ($profile=='GROUP') {
          $resourceOfTheGroup=array();
        	foreach ($listAss as $ass) {
	        	$r=new Resource($ass->idResource,true);
	        	$resourceOfTheGroup[$ass->idResource]=array('resObj'=>$r,'capacity'=>array());
	          $capacity=($r->capacity)?$r->capacity:1;
	          if (array_key_exists($ass->idResource,$resources)) {
	            $ress=$resources[$ass->idResource];
	          } else {
	            $ress=$r->getWork($startDate, $withProjectRepartition,$simulation);    
	            $resources[$ass->idResource]=$ress;
	          }
	        	$assRate=1;
	          if ($ass->rate) {
	            $assRate=$ass->rate / 100;
	          }
	          //if ($ass->leftWork>$groupMaxLeft) $groupMaxLeft=$ass->leftWork;
	          //if ($ass->leftWork<$groupMinLeft) $groupMinLeft=$ass->leftWork;
	          if (! isset($groupAss[$ass->idResource]) ) {
		          $groupAss[$ass->idResource]=array();
	            $groupAss[$ass->idResource]['leftWork']=$ass->leftWork;
	            //$groupAss[$ass->idResource]['TogetherWork']=array();
		          $groupAss[$ass->idResource]['capacity']=$capacity;
		          $groupAss[$ass->idResource]['ResourceWork']=$ress;
	            $groupAss[$ass->idResource]['assRate']=$assRate;	
	            $groupAss[$ass->idResource]['calendar']=$r->idCalendarDefinition;
	          } else {
	          	$groupAss[$ass->idResource]['leftWork']+=$ass->leftWork;
	          	$assRate=$groupAss[$ass->idResource]['assRate']+$assRate;
	          	if ($assRate>1) $assRate=1;
	          	$groupAss[$ass->idResource]['assRate']=$assRate;
	          	$groupAss[$ass->idResource]['calendar']=$r->idCalendarDefinition;
	          }
        	  if ($withProjectRepartition) {
              foreach ($listTopProjects as $idProject) {
	              $projKey='Project#' . $idProject;
	              if (! array_key_exists($projKey,$groupAss[$ass->idResource]['ResourceWork'])) {
	                $groupAss[$ass->idResource]['ResourceWork'][$projKey]=array();
	              }
	              if (! array_key_exists('rate',$groupAss[$ass->idResource]['ResourceWork'][$projKey])) {
	                $groupAss[$ass->idResource]['ResourceWork'][$projKey]['rate']=$r->getAffectationRate($idProject,$listTopProjects, $infinitecapacity); // Ticket #4549
	              }
	              $groupAss[$ass->idResource]['ResourceWork']['init'.$projKey]=$groupAss[$ass->idResource]['ResourceWork'][$projKey];
	            }
	          }
        	}
        }
        $plan->notPlannedWork=0;
        $plan->surbooked=0;
        if ($plan->indivisibility==1 and ($profile=='RECW' or $profile=='FDUR' or $profile=="REGUL" or $profile=="FULL" or $profile=="HALF" or $profile=="QUART")) {
          $plan->indivisibility=0; // Cannot plan with indivisibility on some modes
        }
        if ($plan->indivisibility==1 and $profile=='GROUP') {
          $stockPlan=clone($plan);
          $stockPlanStart=$plan->plannedStartDate;
          $stockResources=$resources;
          $stockPlannedWork=$arrayPlannedWork;
          $countRejectedIndivisibility=0;
          $countRejectedIndivisibilityMax=1000;
          $stockGroupAss=$groupAss;
        }
        $lastPlanDate=null; // Limit to plan for ASAP
        if ($profile=="ASAP" and $forceASAP) {
          $lastPlanDate=$plan->getExpectedEndDate($listPlan,$delayProject);
        }
        $restartLoopAllAssignements=true;
        
        while ($restartLoopAllAssignements) {
          if ($plan->indivisibility==1 and $profile=='GROUP') {
            $plan=$stockPlan;
            $plan->plannedStartDate=$stockPlanStart;
            $resources=$stockResources;
            $arrayPlannedWork=$stockPlannedWork;
            $countRejectedIndivisibility++;
            $groupAss=$stockGroupAss;
            if ($countRejectedIndivisibility>$countRejectedIndivisibilityMax){
              break;
            }
          }
          $restartLoopAllAssignements=false;
//          $idxAss=0;
          // List assignments of $plan : Search for assignment for "unique resource", if found, add virtual assignment for each resource to check
          $supportAssignments=array(); 
          $increment=0;
          foreach ($listAss as $keyAss=>$ass) {       
            if ($ass->supportedAssignment) continue;
            if ($ass->uniqueResource) {
              if ($profile=='GROUP') $profile='ASAP';
              if ($uniqueResourceAssignment===null) $uniqueResourceAssignment=array();
              if (!isset($uniqueResourceAssignment[$ass->id])) $uniqueResourceAssignment[$ass->id]=array();
              if (! isset($resources[$ass->idResource])) {
                $r=new ResourceAll($ass->idResource,true);
                $resources[$ass->idResource]=$r->getWork($startDate, $withProjectRepartition,$simulation);
              }
              $uniqueResourceAss=$ass;
              $asel=new AssignmentSelection();
              $aselList=$asel->getSqlElementsFromCriteria(array('idAssignment'=>$ass->id));
              foreach ($aselList as $asel) {
                $cpAss=clone($ass);
                $cpAss->idResource=$asel->idResource;
                $cpAss->isResourceTeam=0;
                $cpAss->uniqueResource=0;
                //$cpAss->temp=true;
                $uniqueResourceAssignment[$ass->id][$asel->idResource]=array('select'=>$asel);
                $listAss=array_insert_before($listAss, $cpAss, $keyAss+$increment);
                $increment++;
              }
            }
          }
          foreach ($listAss as $keyAss=>$ass) {
            if ($ass->supportedAssignment) continue;
            if (isset($uniqueResourceAssignment[$ass->id][$ass->idResource])) {
              // UNIQUE RESOURCE TO PLAN
            } else if ($ass->uniqueResource) {
              // POOL : MUST SELECT UNIQUE           
              $minEnd='2099-12-31';
              // Selection of resource that gives the soonest planning
              $selectedRes=null;
              foreach($uniqueResourceAssignment[$ass->id] as $keyAssRes=>$assResSelect) {
                $testAss=$assResSelect['ass'];
                $testAssSelect=$assResSelect['select'];
                if ($testAssSelect->userSelected==1) {
                  if ($testAss->notPlannedWork==0 and isset($arrayNotPlanned[$ass->id])) unset($arrayNotPlanned[$ass->id]);
                  $selectedRes=$keyAssRes;
                  $minEnd='1900-01-01';
                } else if ($testAss->notPlannedWork>0) {
                  $uniqueResourceAssignment[$ass->id][$keyAssRes]['ass']->plannedEndDate=null;
                } else if ($testAss->plannedEndDate < $minEnd ) {
                  $selectedRes=$keyAssRes;
                  $minEnd=$testAss->plannedEndDate;
                  if (isset($arrayNotPlanned[$ass->id])) unset($arrayNotPlanned[$ass->id]);
                } else if ($testAss->plannedEndDate==$minEnd) { // equality over date
                  if (isset($arrayNotPlanned[$ass->id])) unset($arrayNotPlanned[$ass->id]);
                  // Take the one with less planned work
                  $selectedWork=self::getPlannedWorkForResource($selectedRes,$startDate);
                  $currentWork=self::getPlannedWorkForResource($keyAssRes,$startDate);
                  if ($currentWork<$selectedWork) {
                    $selectedRes=$keyAssRes;
                    $minEnd=$testAss->plannedEndDate;
                  } else if ($currentWork==$selectedWork) { // equality over planned work
                    // Take the one with less left work to plan
                    $selectedWork=self::getLeftWorkForResource($selectedRes,$startDate);
                    $currentWork=self::getLeftWorkForResource($keyAssRes,$startDate);
                    if ($currentWork<$selectedWork) {
                      $selectedRes=$keyAssRes;
                      $minEnd=$testAss->plannedEndDate;
                    } else if ($currentWork==$selectedWork) { // equality over left work
                      // Take the one with smaller id
                      if ($keyAssRes<$selectedRes) {
                        $selectedRes=$keyAssRes;
                        $minEnd=$testAss->plannedEndDate;
                      }
                    }
                  } 
                }       
              }
              if ($selectedRes) {
                //$ress=$uniqueResourceAssignment[$ass->id][$selectedRes]['ress'];
                $plan=$uniqueResourceAssignment[$ass->id][$selectedRes]['plan'];
                $resources=$uniqueResourceAssignment[$ass->id][$selectedRes]['resources'];
                $arrayPlannedWork=$uniqueResourceAssignment[$ass->id][$selectedRes]['plannedWork'];
                $assSelected=$uniqueResourceAssignment[$ass->id][$selectedRes]['ass'];
                $ass->plannedStartDate=$assSelected->plannedStartDate;
                $ass->plannedEndDate=$assSelected->plannedEndDate;
                $assSelected->idResource=$ass->idResource;
                $uniqueResourceAssignment[$ass->id][$selectedRes]['SELECTED']='SELECTED';
                $changedAss=true;
                $assSelected->_noHistory=true; // Will only save planning data, so no history required
                $arrayAssignment[]=$assSelected;
                // Clean data that are not usefull any more
                // Attention, table $uniqueResourceAssignment will contain result for each uniqueResource assignement on plan to store assignmentselection data 
                foreach($uniqueResourceAssignment[$ass->id] as $keyAssRes=>$assResSelect) {
                  //unset($uniqueResourceAssignment[$ass->id][$keyAssRes]['ress']);
                  unset($uniqueResourceAssignment[$ass->id][$keyAssRes]['plan']);
                  unset($uniqueResourceAssignment[$ass->id][$keyAssRes]['resources']);
                  unset($uniqueResourceAssignment[$ass->id][$keyAssRes]['plannedWork']);
                  //unset($uniqueResourceAssignment[$ass->id][$keyAssRes]['ass']);
                }
                continue; // Do not treat current assignment, as it was already calculated for each resource, and selected as soonest
              } else { // Could not select resource, plan pool as usual
                // Nothing special to do : will continue to treat the assignment as usual
              }
            }   
            if ($ass->notPlannedWork>0) {
              $ass->notPlannedWork=0;
              $changedAss=true;
            }
            if ($ass->surbooked!=0) {
              $ass->surbooked=0;
              $changedAss=true;
            }
            if ($profile=='GROUP' and $withProjectRepartition) {
            	foreach ($listAss as $asstmp) {
  	            foreach ($listTopProjects as $idProject) {
  	              $projKey='Project#' . $idProject;
  	              $groupAss[$asstmp->idResource]['ResourceWork'][$projKey]=$groupAss[$asstmp->idResource]['ResourceWork']['init'.$projKey];
  	            }
            	}
            }
            $changedAss=true;
            $ass->plannedStartDate=null;
            $ass->plannedEndDate=null;
            $r=new ResourceAll($ass->idResource,true);
            $capacity=($r->capacity)?$r->capacity:1;
            if (array_key_exists($ass->idResource,$resources)) {
              $ress=$resources[$ass->idResource];
            } else {
              $ress=$r->getWork($startDate, $withProjectRepartition,$simulation);
            }
            $ress['capacity']=$capacity;
            if ($startPlan>$startDate) {
              $currentDate=$startPlan;
            } else {
              $currentDate=$startDate;
              if ($step==-1) {
                if ($realProfile=='START' or $profile=="STARR") $currentDate=self::shiftValidatedDate($plan->validatedStartDate,$delayProject);
                $step=1;
              }
            }
            if ($profile=='GROUP') {
              foreach($groupAss as $id=>$grp) {
                $groupAss[$id]['leftWorkTmp']=$groupAss[$id]['leftWork'];	
              }
            }  
            $assRate=1;
            if ($ass->rate) {
              $assRate=$ass->rate / 100;
            }
            // Get data to limit to affectation on each project           
            if ($withProjectRepartition) {
              foreach ($listTopProjects as $idProject) {
                $projKey='Project#' . $idProject;
                if (! array_key_exists($projKey,$ress)) {
                  $ress[$projKey]=array();
                }
                if (! array_key_exists('rate',$ress[$projKey])) {
                  $ress[$projKey]['rate']=$r->getAffectationRate($idProject, $listTopProjects, $infinitecapacity); // Ticket #4549
                }
              }
            }
            //$projRate=$ress['Project#' . $ass->idProject]['rate'];
            if ($ress['team']) {
              $capacityRate=$ass->capacity;
            } else {
              $capacityRate=round($assRate*$capacity,2);
            }
            $keyElt=$ass->refType.'#'.$ass->refId;
            $left=$ass->leftWork;
            $regul=false;
            if ($profile=="REGUL" or $profile=="FULL" or $profile=="HALF" or $profile=="QUART" or $profile=="FDUR") {
              $endToTake=$endPlan;
              if ($profile=="REGUL" or $profile=="FULL" or $profile=="HALF" or $profile=="QUART") {
                $tmpInc=0.1;
                if ($profile=="FULL") $tmpInc=1;
                if ($profile=="HALF") $tmpInc=0.5;
                if ($profile=="QUART") $tmpInc=0.25;
                for ($endToTake=$endPlan; $endToTake>=$currentDate;$endToTake=addDaysToDate($endToTake, -1)) {
                  if (isOffDay($endToTake,$r->idCalendarDefinition)) continue;
                  if (!isset($ress[$endToTake])) break;
                  if ($ress[$endToTake]+$tmpInc<$r->getCapacityPeriod($endToTake)) {
                    break;
                  }
                }
              }
            	$delaiTh=workDayDiffDates($currentDate,$endToTake);
            	
            	$regulTh=0;
            	if ($delaiTh and $delaiTh>0) { 
                $regulTh=round($ass->leftWork/$delaiTh,10);
            	}
            	$delai=0; 
            	for($tmpDate=$currentDate; $tmpDate<=$endPlan;$tmpDate=addDaysToDate($tmpDate, 1)) {
            		if (isOffDay($tmpDate,$r->idCalendarDefinition)) continue;
            		if (isset($ress['real'][$keyElt][$tmpDate])) continue;
            		$tempCapacity=$capacityRate;
            		if ($infinitecapacity) {
            		  //$tempCapacity=round($assRate*$r->getCapacityPeriod($currentDate),2);
            		} else if (isset($ress[$tmpDate])) {
            		  if ($ress['team']==1) { 
            		    $max=$r->getCapacityPeriod($currentDate);
            		    if ( ($max-$ress[$tmpDate])< $tempCapacity) $tempCapacity=$max-$ress[$tmpDate];
            		  } else {
            		    $tempCapacity-=$ress[$tmpDate];
            		  }
            		}
            		if ($tempCapacity<0) $tempCapacity=0;
            		if ($tempCapacity>=$regulTh or $regulTh==0 or $forceFDUR or $plan->elementary==0) {
            			$delai+=1;
            		} else {
            			$delai+=floor($tempCapacity/$regulTh*10)/10;
            		}
            	}            	
              if ($delai and $delai>0) { 
                //$regul=round(($ass->leftWork/$delai)+0.000005,5);   
                $regul=round(($ass->leftWork/$delai),5);
                $regulDone=0;
                $interval=0;
                $regulTarget=0;
              }
            }
            if ($profile=='RECW') {
              $ass->assignedWork=$ass->realWork;
              $ass->leftWork=0;
              $ass->plannedWork=$ass->realWork;
            }
            $cptThresholdReject=0;
            $cptThresholdRejectMax=100; // will end try to plan if 
            if ($plan->indivisibility==1 and $profile!='GROUP') {
              $stockPlan=$plan;
              $stockPlanStart=$plan->plannedStartDate;
              $stockAss=$ass;
              $stockLeft=$left;
              $stockResources=$resources;
              $stockRess=$ress;
              $stockPlannedWork=$arrayPlannedWork;
              $countRejectedIndivisibility=0;
              $countRejectedIndivisibilityMax=1000;
            }
            if ($uniqueResourceAssignment!==null and isset($uniqueResourceAssignment[$ass->id]) and isset($uniqueResourceAssignment[$ass->id][$ass->idResource])) {
              $stockPlan=clone($plan);
              $stockPlanStart=$plan->plannedStartDate;
              //$stockAss=$ass;
              $stockLeft=$left;
              $stockResources=$resources;
              //$stockRess=$ress;
              $stockPlannedWork=$arrayPlannedWork;
            }
            $regulNotPlanned=0;
            $initialStartDate=$currentDate;
            while (1) {
              if (($realProfile=="START" or $profile=="STARR") and $currentDate<self::shiftValidatedDate($plan->validatedStartDate,$delayProject) and $step==-1) {
                $currentDate=self::shiftValidatedDate($plan->validatedStartDate,$delayProject);
                $step=1;
              }
//            if ($forceASAP and $lastPlanDate and $currentDate<$lastPlanDate) {
//              self::storePlannedWorkLeveled($currentDate, $ass, $plan, $arrayPlannedWork, $changedAss, $left);              
              if ($forceASAP and $lastPlanDate and $currentDate>$lastPlanDate and $left>0) {
                self::storePlannedWorkLeveled($startDate, $initialStartDate, $lastPlanDate, $capacity, $ass, $plan, $arrayPlannedWork, $changedAss, $left, $delayProject);
                break;
              }
              $surbooked=0;
              $surbookedWork=0;
              if ($withProjectRepartition and isset($reserved['W']) and ! ($forceFDUR and ($profile=='FDUR' or $profile=='REGUL' or $profile=='FULL' or $profile=='HALF' or $profile=='QUART'))) {
                //$reserved[type='W']['sum'][idResource][day]+=value
                // $reserved[type='W'][idPE][idResource][day]=value
                foreach($reserved['W'] as $idPe=>$arPeW) {
                  if ($idPe=='sum') continue;
                  if ($arPeW['idProj']!=$plan->idProject) continue;
                  if (! isset($arPeW[$ass->idResource]) ) continue;
                  $projectKey='Project#' . $plan->idProject;
                  if ( ! isset($ress[$projectKey]) or Resource::findAffectationRate($ress[$projectKey]['rate'],$currentDate)<=0) continue;
                  if (isset($arPeW['start']) and $arPeW['start'] and $arPeW['start']>$currentDate) continue;
                  if (isset($arPeW['end']) and $arPeW['end'] and $arPeW['end']<$currentDate) continue;
                  $currentsIsPredecessorOfRECW=false;
                  if (property_exists($plan,'_successorList') and isset($plan->_successorList)) {
                    foreach ($plan->_successorList as $idRECW=>$depRECW) {
                      if ($idRECW=='#'.$idPe and $depRECW['type']=='E-S') {
                        $currentsIsPredecessorOfRECW=true;
                        break;
                      }
                    }
                  }
                  if ($currentsIsPredecessorOfRECW) continue;
                  //if ($arPeW['typeProject']=='PRP' or $arPeW['typeProject']=='TMP') continue; 
                  $week=getWeekNumberFromDate($currentDate);
                  if (! isset($ress[$projectKey][$week])) {
                    $weeklyReserved=0;
                    $firstDay=date('Y-m-d',firstDayofWeek(pq_substr($week,-2),pq_substr($week,0,4)));
                    foreach ($arPeW[$ass->idResource] as $dayOW=>$valReserved) {
                      $dayToTest=($dayOW==1)?$firstDay:addDaysToDate($firstDay, $dayOW-1);
                      if (isOpenDay($dayToTest,$ress['calendar']))
                        $weeklyReserved+=$valReserved;
                    }
                    if ($infinitecapacity) $weeklyReserved=0;
                    $ress[$projectKey][$week]=$weeklyReserved;
                    $resources[$ass->idResource][$projectKey][$week]=$weeklyReserved;
                  }
                }        
              }
              // Variable Capacity : retreive the capacity for the current date
              if ($ress['variableCapacity'] or $infinitecapacity) {
                if (!$infinitecapacity) {
                  $capacity=$r->getSurbookingCapacity($currentDate); 
                } else {
                  $capacity=999;
                }
                if ($forceFDUR and ($profile=='FDUR' or $profile=='REGUL' or $profile=='FULL' or $profile=='HALF' or $profile=='QUART')) {
                  $capacityRate=$regul;
                  if ($regulNotPlanned) {
                    $max=$r->getCapacityPeriod($currentDate);
                    if ($capacityRate<$max) {
                      $diff=$max-$capacityRate;
                      $capacityRate=$max;
                      $regulNotPlanned-=$diff;
                    }
                  }
                } else  if ($ress['team']) {
                  $capacityRate=$ass->capacity;
                } else {              
                  $capacityRate=round($assRate*$r->getCapacityPeriod($currentDate),2);
                }
              }
              $week=getWeekNumberFromDate($currentDate);
              if (! isset($ress['weekTotalCapacity'][$week])) {
                $rTemp=new ResourceAll($ass->idResource);
                $capaWeek=$rTemp->getWeekCapacity($week,$capacityRate);
                $ress['weekTotalCapacity'][$week]=$capaWeek;
                $resources[$ass->idResource]['weekTotalCapacity'][$week]=$capaWeek;
              }            
              // End Variable capacity
              if ($ress['team']) { // For team resource, check if unitary resources have enought availability
                $period=ResourceTeamAffectation::findPeriod($currentDate,$ress['periods']); 
                if ($period===null) {
                  $capacity=0;
                } else {
                  $capacity=0;                
                  foreach ($ress['members'] as $idMember=>$member) {
                    if (isset($ress['periods'][$period]['idResource'][$idMember])) {
                      $tmpCapa=$ress['periods'][$period]['idResource'][$idMember];
                      if (isset($member[$currentDate])) {
                        if (isset($resources[$idMember]) and isset($resources[$idMember]['capacity'])) {
                          $capaMember=$resources[$idMember]['capacity'];
                        } else {
                          $capaMember=SqlList::getFieldFromId('Resource', $idMember, 'capacity');
                        }
                        if ($capaMember-$member[$currentDate]>=$tmpCapa) {
                          // tmpCapa preserved : enough left 
                        } else {
                          $tmpCapa=$capaMember-$member[$currentDate];
                        }
                        if (isset($reserved['W']['sum'][$ass->idResource])) {
                          $dow=date('N',pq_strtotime($currentDate));
                          if (isset($reserved['W']['sum'][$ass->idResource][$dow])) $tmpCapa-=$reserved['W']['sum'][$ass->idResource][$dow];
                        }                      
                      }
                      if ($tmpCapa>0) $capacity+=$tmpCapa;
                    }                
                  }
                  $capacityNormal=$capacity;
                  if (!$infinitecapacity) {
                    $capacity+=$r->getSurbookingCapacity($currentDate,true); 
                  } else {
                    $capacity+=999; 
                  }
                  if ($capacityNormal==$capacity) unset($capacityNormal);
                }
              }
              if ($profile=='RECW') {
                if ($currentDate<=$endPlan) {
                  $left=$capacity;
                } else {
                  $left=0;
                }
              }
//               if ($left<0.01 and $profile=='ASAP' and $forceASAP and $currentDate<=$plan->validatedEndDate) {
//                 $forceASAPContinue=true;
//               } else 
              if ($left<0.01) {
                break;
              }
              if ($profile=='FIXED' and $currentDate>self::shiftValidatedDate($plan->validatedEndDate,$delayProject)) {
                $changedAss=true;
                $ass->notPlannedWork=$left;  
                if ($ass->optional==0) {
                  $plan->notPlannedWork+=$left;
                  if ($plan->refType=='Meeting' and self::shiftValidatedDate($plan->validatedEndDate,$delayProject)<date('Y-m-d')) {
                    // No alert for meetings in the past...
                  } else {
                    $arrayNotPlanned[$ass->id]=i18n('planResourceNotAvailable',array(round($left,2)));
                  }
                }              
                $left=0;
                break;
              }
              // Set limits to avoid eternal loop
              if ($currentDate>=$globalMaxDate) { 
                $changedAss=true;
                $ass->notPlannedWork=$left;
                $plan->notPlannedWork+=$left;
                $arrayNotPlanned[$ass->id]=i18n('planLeftAfterMaxDate',array(round($left,2)));
                $left=0;
                break; 
              }         
              if ($currentDate<=$globalMinDate) { 
                $changedAss=true;
                $ass->notPlannedWork=$left;
                $plan->notPlannedWork+=$left;
                $arrayNotPlanned[$ass->id]=i18n('planLeftAfterMaxDate',array(round($left,2)));
                $left=0;
                break; 
              } 
              if ($ress['Project#' . $plan->idProject]['rate']==0) { break ; } // Resource allocated to project with rate = 0, cannot be planned
              if (isOpenDay($currentDate, $r->idCalendarDefinition)) {            
                $planned=0;
                $plannedReserved=0;
                $plannedReservedProject=0;
                $week=getWeekNumberFromDate($currentDate);
                if (array_key_exists($currentDate, $ress)) {
                  $planned=$ress[$currentDate];
                }
                // Specific reservation for RECW that are not planned yet but will be when start and end are known
                $dow=date('N',pq_strtotime($currentDate));
                $resourceHasReserved=false;
                if ($profile=='GROUP') {
                  foreach($groupAss as $assIdResource=>$groupData) {
                    if (isset($reserved['W']['sum'][$assIdResource][$dow])) {
                      $resourceHasReserved=true;
                      break;
                    }
                  }
                } else {
                  if (isset($reserved['W']['sum'][$ass->idResource][$dow])) $resourceHasReserved=true;
                }
                if ($resourceHasReserved) {
                  foreach($reserved['W'] as $idPe=>$arPeW) {                  
                    if ($idPe=='sum') continue;
                    if ($idPe==$plan->id) continue; // we are treating the one we reserved for
                    $projectKeyTest='Project#' . $arPeW['idProj'];
                    if (isset($ress[$projectKeyTest]) and Resource::findAffectationRate($ress[$projectKeyTest]['rate'],$currentDate)<=0 ) continue;
                    // === Determine if we must start to reserve work on this task for RECW tasks that will be planned after
                    $startReserving=false;
                    if ($arPeW['start'] ) { // Start is defined from predecessor
                      if ($arPeW['start']<=$currentDate) { // Start is defined (from predecessor) and passed
                        $startReserving=true;  
                      }
                    } else if (count($reserved['W'][$idPe]['pred'])==0) { // No predecessor, so start is start of project
                      $startReserving=true; 
                    } else if (isset($reserved['W'][$idPe]['pred'][$plan->id]) and ($reserved['W'][$idPe]['pred'][$plan->id]['type']=='S-S')) { // Current is predecessor type S-S
                      $delayPred=$reserved['W'][$idPe]['pred'][$plan->id]['delay'];
                      if ($delayPred<=0 or addWorkDaysToDate($startPlan,$delayPred+1)<=$currentDate) { // ... and delay make it started 
                        $startReserving=true;
                      } 
                    } else { // Start Date not Set, check if some predecessor exist (but do not count E-E wich are not real predecessors)
                      $cpt=0;
                      foreach ($reserved['W'][$idPe]['pred'] as $idPredTmp=>$predTmp) {
                        if ($predTmp['type']!='E-E') $cpt++;
                      }
                      if ($cpt==0) $startReserving=true;
                    }
                    $typeProjectR=$arPeW['typeProject'];
                    $idProjectR=$arPeW['idProject'];
                    if ($idProjectR!=$plan->idProject and ($typeProjectR=='PRP' or $typeProjectR=='TMP')) $startReserving=false;
                    // === Determine if we must end to reserve work on this task for RECW tasks that will be planned after
                    $endReserving=false;
                    if ($arPeW['end'] and $arPeW['end']<$currentDate) {
                      $endReserving=true;
                    } // NB : cannot take into account E-E with negative delay : we don't know yet when current task will end to determine [end - x days] 
                    // OK, reserve work ...
                    if ( $startReserving and ! $endReserving ) {
                      $reservedWork=0;
                      if ($profile=='GROUP') {
                        foreach($groupAss as $assIdResource=>$groupData) {
                          if (isset($arPeW[$assIdResource]) and isset($arPeW[$assIdResource][$dow]) and $arPeW[$assIdResource][$dow]>$reservedWork) {
                            $reservedWork=$arPeW[$assIdResource][$dow];
                          }
                        }
                      } else if (isset($arPeW[$ass->idResource][$dow])) {
                        $reservedWork=$arPeW[$ass->idResource][$dow];
                      }
                      if (!($typeProjectR=='PRP' or $typeProjectR=='TMP')) $planned+=$reservedWork;
                      $plannedReserved+=$reservedWork;
                      $plannedReservedProject+=$reservedWork;
                    }
                  }
                } 
                if ($regul) {
                  
                	if (! isset($ress['real'][$keyElt][$currentDate])) {
                    $interval+=$step;
                	}
                }
                if ( ! ($planned < $capacity or $profile=='RECW') )  {
                  if ($plan->indivisibility==1) {
                    if ($profile=='GROUP') {
                      $restartLoopAllAssignements=true;
                      $startPlan=addDaysToDate($currentDate,$step);
                      break(2);
                    } else {
                      $plan=$stockPlan;
                      $plan->plannedStartDate=$stockPlanStart;
                      $ass=$stockAss;
                      $fractionStart=0;
                      $ass->plannedStartDate=null;
                      $left=$stockLeft;
                      $arrayPlannedWork=$stockPlannedWork;
                      $ress=$stockRess;
                      $resources=$stockResources;
                      $countRejectedIndivisibility++;
                      if ($countRejectedIndivisibility>$countRejectedIndivisibilityMax){
                        break;
                      }
                    }
                  }
                } else {
                  $value=$capacity-$planned; 
                  if (isset($ress['real'][$keyElt][$currentDate])) {
                    //$value-=$ress['real'][$keyElt][$currentDate]; // Case 1 remove existing
                    //if ($value<0) $value=0;
                    $value=0; // Case 2 : if real is already defined for the given activity, no more work to plan
                  }
                  if ($profile=='RECW') {                 
                    $dow=date('N',pq_strtotime($currentDate));  
                    if (isset($reserved['W'][$plan->id][$ass->idResource][$dow]) ) {
                      //$value=$reserved['W'][$plan->id][$ass->idResource][$dow];     // PBE Start of change - Ticket #4092
                      $targetValue=$reserved['W'][$plan->id][$ass->idResource][$dow]; //  
                      $value=($targetValue>$value)?$value:$targetValue;               // PBE End of change
                      $ass->assignedWork+=$value;
                      $ass->leftWork+=$value;
                      $ass->plannedWork+=$value;
                      $plan->assignedWork+=$value;
                      $plan->leftWork+=$value;
                      $plan->plannedWork+=$value;
                    } else {
                      $value=0; 
                    }
                  }
                  if ($value>$capacityRate) {
                 	  $value=$capacityRate;
                  }
                  if ($withProjectRepartition and $profile!='RECW' and ! ($forceFDUR and ($profile=='FDUR' or $profile=='REGUL' or $profile=='FULL' or $profile=='HALF' or $profile=='QUART'))) {
                    foreach ($listTopProjects as $idProject) {
                      $projectKey='Project#' . $idProject;
                      $plannedProj=0;
                      $rateProj=1;
                      if (array_key_exists($week,$ress[$projectKey])) {
                        $plannedProj=$ress[$projectKey][$week];
                      }
                      $rateProj=(isset($ress[$projectKey]))?Resource::findAffectationRate($ress[$projectKey]['rate'],$currentDate) / 100:0;
                      // ATTENTION, if $rateProj < 0, this means there is no affectation left ...
                      if ($rateProj<0) {
                      	$changedAss=true;
                      	$ass->notPlannedWork=$left;
                      	$plan->notPlannedWork+=$left;
                      	if (!$ass->plannedStartDate) $ass->plannedStartDate=$currentDate;
                      	if (!$ass->plannedEndDate) $ass->plannedEndDate=$currentDate;
                      	if (!$plan->plannedStartDate) $plan->plannedStartDate=$currentDate;
                      	if (!$plan->plannedEndDate) $plan->plannedEndDate=$currentDate;
                      	$arrayNotPlanned[$ass->id]=i18n('planLeftAfterEnd',array(round($left,2)));
                      	$left=0;
                      }
                      //if ($ress['variableCapacity']) {
                      $capaWeek=$ress['weekTotalCapacity'][getWeekNumberFromDate($currentDate)];
                      //} else {
                      //  if ($rateProj==1) {
                      //    $capaWeek=7*$capacity;
                      //  } else {
                      //    $capaWeek=$daysPerWeek*$capacity;
                      //  }
                      //}
                      $leftProj=round($capaWeek*$rateProj,2)-$plannedProj; // capacity for a week
                      if ($value>$leftProj) {
                        $value=$leftProj;
                      }
                    }
                  } else if ($withProjectRepartition and $profile=='RECW') {
                    $projectKey='Project#' . $plan->idProject;
                    $rateProj=(isset($ress[$projectKey]))?Resource::findAffectationRate($ress[$projectKey]['rate'],$currentDate) / 100:0;
                    if ($rateProj<=0) $value=0;;
                  }
                  if ($currentDate==$startPlan and $value>((1-$startFraction)*$capacity)) {
                    $value=((1-$startFraction)*$capacity);
                  }
                  if ($infinitecapacity and isset($ress['real-'.$currentDate])) {
                    $expected=$value;
                    $value-=$ress['real-'.$currentDate];
                    $surbookedWork-=$ress['real-'.$currentDate];
                    if ($value<0) $value=0;
                    if ($surbookedWork<0) $surbookedWork=0;
                    $regulNotPlanned+=$expected-$value;
                  }
                  if ($regul) {                    
                  	$tmpTarget=$regul;
                  	$regulTarget=round(($regul*($interval-1)),10);
                  	if (isset($ress['real'][$keyElt][$currentDate])) {
                  	  $tmpTarget=0;
                  	}
                    $tempCapacity=$r->getCapacityPeriod($currentDate); // PBER #6865 - Fix for Pools
                    if (isset($ress[$currentDate]) and !$infinitecapacity) {
                      $tempCapacity-=$ress[$currentDate];
                    }
                    if ($tempCapacity>$capacityRate) $tempCapacity=$capacityRate; // PBER #6865 - Fix for Pools
                    if ($tempCapacity<0) $tempCapacity=0;
                    if ($tempCapacity<$regulTh and $regulTh!=0) {
                      $tmpTarget=round($tmpTarget*$tempCapacity/$regulTh,10);
                    }                                    
                  	$regulTarget=round($regulTarget+$tmpTarget,10);         
                  	$toPlan=$regulTarget-$regulDone;
                    if ($value>$toPlan) {
                      $value=$toPlan;
                    }
                    if ($workUnit=='days') {
                      if ($profile=="QUART") $value=ceil($value*100)/100;
                      else {
                        //$value=ceil($value*10)/10; 
                        // Strange but in some cases above formula gives incorrect value
                        // Plan 4 days over 10 days duration, gived 0.5 on 1 day : $value=0.4 => ceil($value*10)/10=0.5
                        // Replaced with 2 following lines 
                        $value=round($value,3);
                        $value=ceil($value*10)/10;
                      }
                    } else {
                    	$value=round($value/$halfHour,0)*$halfHour;
                    }
                    if ($profile=="FULL" and $toPlan<1 and $interval<$delaiTh) {
                      $value=0;
                    }
                    if ($profile=="HALF" and $interval<$delaiTh) {
                      if ($toPlan<0.5) {
                        $value=0;
                      } else {
                        $value=(floor($toPlan/0.5))*0.5;
                      }
                    }
                    if ($profile=="QUART" and $interval<$delaiTh) {
                      if ($toPlan<0.25) {
                        $value=0;
                      } else {
                        $value=(floor($toPlan/0.25))*0.25;
                      }
                    }
                    if ($value>$capacityRate) {
                      $value=$capacityRate;
                    }
                    if ($value>($capacity-$planned)) {
                      $value=$capacity-$planned;
                      if ($value<0.1) $value=0;
                    }
                    $regulDone+=$value;
                  }
                  if ($profile=='GROUP') {
                  	foreach($groupAss as $id=>$grp) {
                  		$grpCapacity=1;
                  		if ($grp['leftWorkTmp']>0) {
  	                		$grpCapacity=$grp['capacity']*$grp['assRate'];
  	                		if ($resources[$id]['variableCapacity'] or $infinitecapacity) {
  	                		  if (! isset($resourceOfTheGroup[$id]['capacity'][$currentDate])) {
  	                		    $rTemp=$resourceOfTheGroup[$id]['resObj'];
  	                		    if (!$infinitecapacity) {
  	                		      $resourceOfTheGroup[$id]['capacity'][$currentDate]=$rTemp->getSurbookingCapacity($currentDate);
  	                		    } else {
  	                		      $resourceOfTheGroup[$id]['capacity'][$currentDate]=999;
  	                		    }
  	                		  } 
  	                		  $grpCapacity=$resourceOfTheGroup[$id]['capacity'][$currentDate]*$grp['assRate'];
  	                		}
  	                		if (isOffDay($currentDate,$grp['calendar'])) {
  	                		  $grpCapacity=0;
  	                		} else if (isset($grp['ResourceWork'][$currentDate])) {
  	                			$grpCapacity-=$grp['ResourceWork'][$currentDate];
  	                		}
                  		}
                  		if ($value>$grpCapacity-$plannedReserved) {
                  			$value=$grpCapacity-$plannedReserved;
                  		}
                  	}
                  	// Check Project Affectation Rate
                  	foreach($groupAss as $id=>$grp) {
  	                  foreach ($listTopProjects as $idProject) {
  	                    $projectKey='Project#' . $idProject;
  	                    $plannedProj=0;
  	                    $rateProj=1;
  	                    if (isset($grp['ResourceWork'][$projectKey][$week])) {
  	                      $plannedProj=$grp['ResourceWork'][$projectKey][$week];
  	                    }
  	                    $rateProj=(isset($ress[$projectKey]))?Resource::findAffectationRate($grp['ResourceWork'][$projectKey]['rate'],$currentDate) / 100:0;
  	                    $week=getWeekNumberFromDate($currentDate);
  	                    if (! isset($resources[$id]['weekTotalCapacity'][$week])) {
  	                      $rTemp=new Resource($id);
  	                      $capaWeek=$rTemp->getWeekCapacity($week,$capacityRate);	                      
  	                      $resources[$id]['weekTotalCapacity'][$week]=$capaWeek;
  	                    } else {
  	                      $capaWeek=$resources[$id]['weekTotalCapacity'][$week];
  	                    }
  	                    //if ($rateProj==1) {
  	                    //  $leftProj=round(7*$grp['capacity']*$rateProj,2)-$plannedProj; // capacity for a full week
  	                      // => to be able to plan weekends
  	                    //} else {
  	                    //  $leftProj=round($daysPerWeek*$grp['capacity']*$rateProj,2)-$plannedProj; // capacity for a week
  	                    //}
  	                    $leftProj=round($capaWeek*$rateProj,2)-$plannedProj; // capacity for a week
  	                    if ($value>$leftProj) {
  	                      $value=$leftProj;
  	                    }
  	                  }
                  	}
                  	
                  	foreach($groupAss as $id=>$grp) {
                  		$groupAss[$id]['leftWorkTmp']-=$value;
                  		//$groupAss[$id]['weekWorkTmp'][$week]+=$value;
  	                	if ($withProjectRepartition and $value >= 0.01) {
  	                    foreach ($listTopProjects as $idProject) {
  	                      $projectKey='Project#' . $idProject;
  	                      $plannedProj=0;
  	                      if (array_key_exists($week,$grp['ResourceWork'][$projectKey])) {
  	                        $plannedProj=$grp['ResourceWork'][$projectKey][$week];
  	                      }
  	                      $groupAss[$id]['ResourceWork'][$projectKey][$week]=$value+$plannedProj;
  	                    }
  	                  }
                  	}
                  }
                  // Minimum Threshold
                  if ($plan->minimumThreshold and round($value,2)<round($plan->minimumThreshold,2) and $value<$left) {
                    $value=0;
                    $cptThresholdReject++;
                    if ($cptThresholdReject>$cptThresholdRejectMax) {
                      $changedAss=true;
                      $ass->notPlannedWork=$left;
                      if ($ass->optional==0) {
                        $plan->notPlannedWork+=$left;
                        $arrayNotPlanned[$ass->id]=i18n('planThresholdTooSmall',array(round($left,2),round($plan->minimumThreshold,2)));
                      }
                      $left=0;
                      break;
                    }
                  } else {
                    $cptThresholdReject=0;
                  }
                  // Incopatible Resource
                  if (count($ress['incompatible'])>0) {
                    if ($profile=='GROUP') { // Activity planned : "work together" with incompatible resources
                      $changedAss=true;
                      $ass->notPlannedWork=$left;
                      $plan->notPlannedWork+=$left;
                      $incompatibleNames="";
                      foreach ($ress['incompatible'] as $inc=>$incValue) {
                        $incompatibleNames.=(($incompatibleNames)?", ":"").SqlList::getNameFromId('Resource',$inc);
                      }
                      $arrayNotPlanned[$ass->id]=i18n("incompatibleResourceCannotWorkTogether",array(SqlList::getNameFromId('Resource',$ass->idResource),$incompatibleNames));
                      $left=0;
                      break;
                    }
                    foreach ($ress['incompatible'] as $inc=>$incValue) {
                      if ($profile=='RECW') break;
                      if (!isset($resources[$inc])) {
                        $resInc=new Resource($inc);
                        $resources[$inc]=$resInc->getWork($startDate,$withProjectRepartition,$simulation);
                      } 
                      $dow=date('N',pq_strtotime($currentDate));
                      $incRes=$resources[$inc];
                      if (isset($incRes[$currentDate]) 
                       or isset($reserved['W']['sum'][$inc][$dow]) 
                       //or isset($reserved['W']['sum'][$ass->idResource][$dow])
                      ) {
//                         $capaInc=$incRes['normalCapacity'];
//                         $leftInc=$capaInc;
//                         if (isset($incRes[$currentDate])) $leftInc-=$incRes[$currentDate];
//                         if (isset($reserved['W']['sum'][$inc][$dow])) $leftInc-=$reserved['W']['sum'][$inc][$dow];
//                         if (isset($reserved['W']['sum'][$ass->idResource][$dow])) $leftInc-=$reserved['W']['sum'][$ass->idResource][$dow];
//                         if ($leftInc<0) $leftInc=0;
//                         if ($value>$leftInc) {
//                           $value=$leftInc;
//                         }
                        if (isset($incRes[$currentDate])) $value-=$incRes[$currentDate];
                        if (isset($reserved['W']['sum'][$inc][$dow])) $value-=$reserved['W']['sum'][$inc][$dow];
                        //if (isset($reserved['W']['sum'][$ass->idResource][$dow])) $value-=$reserved['W']['sum'][$ass->idResource][$dow];
//                         if ($value>0 and isset($ress[$currentDate])) {
//                           $value-=$ress[$currentDate];
//                           if ($value<0) $value=0;
//                         }
                      }
                    }
                  }
                  // Support Resource
                  if (count($ress['support'])>0) {
                    foreach ($ress['support'] as $sup=>$supRate) {
                      if (!isset($resources[$sup])) {
                        $resSup=new Resource($sup);
                        $resources[$sup]=$resSup->getWork($startDate,$withProjectRepartition,$simulation);
                      }
                      $supRes=$resources[$sup];
                      if (! isOpenDay($currentDate,$supRes['calendar'] )) {
                        $value=0;
                      } else if (isset($supRes[$currentDate])) {
                        if ($supRes['variableCapacity']) {
                          $resSup=new Resource($sup);
                          $capaSup=$resSup->getCapacityPeriod($currentDate);
                        } else {
                          $capaSup=$supRes['normalCapacity'];
                        }
                        $leftSup=$capaSup-$supRes[$currentDate];
                        if ($leftSup<0) $leftSup=0;
                        if ($value>($leftSup/$supRate*100)) {
                          $value=round($leftSup/$supRate*100,3);
                        }
                      }
                    }
                  }
                  if ($value<=0.01 and $plan->indivisibility==1) {
                    if ($profile=='GROUP') {
                      $restartLoopAllAssignements=true;
                      $startPlan=addDaysToDate($currentDate,$step);
                      break(2);
                    } else {                   
                      $plan=$stockPlan;
                      $plan->plannedStartDate=$stockPlanStart;
                      $ass=$stockAss;
                      $fractionStart=0;
                      $ass->plannedStartDate=null;
                      $left=$stockLeft;
                      $arrayPlannedWork=$stockPlannedWork;
                      $ress=$stockRess;
                      $resources=$stockResources;
                      $countRejectedIndivisibility++;
                      if ($countRejectedIndivisibility>$countRejectedIndivisibilityMax){
                        break;
                      }
                    }
                  }
                  $value=($value>$left)?$left:$value;
                  if ($value>=0.01) { // Store value on Resource Team if current resource belongs to a Resource Team
                    if (!$ress['team'] and isset($ress['isMemberOf']) and count($ress['isMemberOf'])>0) {
                      // For each Pool current resource is member of
                      foreach($ress['isMemberOf'] as $idRT=>$rt) {
                        if (!isset($resources[$idRT]) ) {
                          $rTeam=new ResourceAll($idRT,true);
                          $resources[$idRT]=$rTeam->getWork($startDate, $withProjectRepartition,$simulation);
                        }
                        $period=ResourceTeamAffectation::findPeriod($currentDate, $resources[$idRT]['periods']);
                        // For current date : if 1) some work exists on Pool 2) current resource has not null capacity on Pool  
                        // => must check that there is no constraint 
                        if ($period and isset($resources[$idRT][$currentDate]) 
                        and isset($resources[$idRT]['periods'][$period]['idResource'][$ass->idResource])
                        and $resources[$idRT]['periods'][$period]['idResource'][$ass->idResource]>0) {
                          $ctrlPlannedWorkOnPool=$resources[$idRT][$currentDate];
                          $ctrlCanBeDoneByOthersOnPool=0;
                          foreach ($resources[$idRT]['members'] as $idMember=>$workMember) {
                            $ctrlCanBeDoneByMember=0;
                            if ($idMember==$ass->idResource) continue; // Do not count work that can be done by current (we count only "others")
                            if (isset($resources[$idMember]) and isset($resources[$idMember]['capacity'])) {
                              $ctrlCapaMember=$resources[$idMember]['capacity'];
                            } else {
                              $ctrlCapaMember=SqlList::getFieldFromId('Resource', $idMember, 'capacity');
                            }
                            $ctrlCanBeDoneByMember=$ctrlCapaMember; // Limit to own capacity of resource
                            if (isset($resources[$idMember]) and isset($resources[$idMember][$currentDate])) {
                              $ctrlCanBeDoneByMember-=$resources[$idMember][$currentDate]; // Subtract already planned for member
                            }
                            if (isset($resources[$idRT]['periods'][$period]['idResource'][$idMember])) { // If member has capacity on the period
                              $capaMaxMemberOnPool=$resources[$idRT]['periods'][$period]['idResource'][$idMember];
                              if ($capaMaxMemberOnPool<$ctrlCanBeDoneByMember) {
                                $ctrlCanBeDoneByMember=$capaMaxMemberOnPool;
                              }
                            } else {
                              $ctrlCanBeDoneByMember=0;
                            }
                            if (!$ctrlCanBeDoneByMember) $ctrlCanBeDoneByMember=0;
                            $ctrlCanBeDoneByOthersOnPool+=$ctrlCanBeDoneByMember;
                          }
                          $mustBeDoneByCurrentResourceOnPool=$ctrlPlannedWorkOnPool-$ctrlCanBeDoneByOthersOnPool;
                          $available=$capacity-$mustBeDoneByCurrentResourceOnPool;
                          if (isset($resources[$ass->idResource][$currentDate]) ) {
                            $available-=$resources[$ass->idResource][$currentDate]; // Subtract already planned for current user
                          }
                          if ($available<$value) {
                            $value=$available;
                          }
                          if ($value<0) $value=0;
                        }
                      }
                      foreach($ress['isMemberOf'] as $idRT=>$rt) {
                        // Store detail of already planned for each member (will be used when planning Pool)
                        // Attention, must be done after controlling every Pool, to have the correc $value
                        $period=ResourceTeamAffectation::findPeriod($currentDate, $resources[$idRT]['periods']);
                        if ($period and isset($resources[$idRT]['periods'][$period]['idResource'][$ass->idResource])) {
                          if (! isset($resources[$idRT]['members'][$ass->idResource][$currentDate])) $resources[$idRT]['members'][$ass->idResource][$currentDate]=0;
                          $resources[$idRT]['members'][$ass->idResource][$currentDate]+=$value;
                        }
                      }
                    }
                  }
                  if ($value>=0.01) {
                    self::storePlannedWork(
                        $value, $planned, $plannedReserved, $withProjectRepartition,
                        $currentDate, $week, $profile, $r, $capacity,
                        ((isset($capacityNormal))?$capacityNormal:null), $listTopProjects,
                        $surbooked, $surbookedWork, $ass, $plan, $arrayPlannedWork, $changedAss, 
                        $left, $ress, null, $infinitecapacity);
                        $surbookedWork=0;
                        $surbooked=0;
                    // Support Resource
                    if (count($ress['support'])>0) {
                      foreach ($ress['support'] as $sup=>$supRate) {
                        $supRes=$resources[$sup];
                        $plannedSup=isset($supRes[$currentDate])?$supRes[$currentDate]:0;
                        $valueSup=round($value*$supRate/100,3);
                        $surbookedSup=0;
                        $surbookedSupWork=0;
                        $leftSup=0;
                        if ($valueSup>0) {
                          $keySupAss=$ass->id.'#'.$sup;
                          if (!isset($supportAssignments[$keySupAss])) {
                            $supportAss=SqlElement::getSingleSqlElementFromCriteria('Assignment', array('idResource'=>$sup,'supportedAssignment'=>$ass->id));
                            if (! $supportAss->id) { // Assignment for support does not exist : will create it
                              $rs=SqlElement::getSingleSqlElementFromCriteria('ResourceSupport', array('idResource'=>$ass->id,'idSupport'=>$sup));
                              $supportAss=$rs->manageSupportAssignment($ass);
                            }
                          } else {
                            $supportAss=$supportAssignments[$keySupAss];
                          }
                          if (!$supportAss) continue;
                          self::storePlannedWork(
                            $valueSup, $plannedSup, 0, $withProjectRepartition,
                            $currentDate, $week, $profile, null, $supRes['normalCapacity'],
                            null, $listTopProjects,
                            $surbookedSup, $surbookedSupWork, $supportAss, $plan, $arrayPlannedWork, $changedAss,
                            $leftSup, $supRes, $sup, $infinitecapacity);
                          $supportAssignments[$keySupAss]=$supportAss;
                          $resources[$sup]=$supRes;
                        }
                      }
                    }
                  }
                }            
              }
              $currentDate=addDaysToDate($currentDate,$step);
              if ($currentDate<$endPlan and $step==-1) {
                $currentDate=$endPlan;
                $step=1;
              }
            }      // End loop on date => While (1)
            // If unique Assignment    
            if ($uniqueResourceAssignment!==null and isset($uniqueResourceAssignment[$ass->id]) and isset($uniqueResourceAssignment[$ass->id][$ass->idResource])) {
              $uniqueResourceAssignment[$ass->id][$ass->idResource]['plan']=clone($plan);
              $resources[$ass->idResource]=$ress;
              $uniqueResourceAssignment[$ass->id][$ass->idResource]['resources']=$resources;
              $uniqueResourceAssignment[$ass->id][$ass->idResource]['plannedWork']=$arrayPlannedWork;
              $uniqueResourceAssignment[$ass->id][$ass->idResource]['ass']=clone($ass);
              $plan=$stockPlan;
              $plan->plannedStartDate=$stockPlanStart;
              $left=$stockLeft;
              $resources=$stockResources;
              $arrayPlannedWork=$stockPlannedWork;
              unset($listAss[$keyAss]);
              continue;
            }
            if ($changedAss) {
              $ass->_noHistory=true; // Will only save planning data, so no history required
              $arrayAssignment[]=$ass;
              if (count($supportAssignments)>0) {
                foreach ($supportAssignments as $supAss) {
                  $arrayAssignment[]=$supAss;
                }
              }
            }
            $resources[$ass->idResource]=$ress;
          } // End Loop on each $ass (assignment)
        } // End loop while ($restartLoopAllAssignements)
      } 
      $fullListPlan=self::storeListPlan($fullListPlan,$plan);
      if (isset($reserved['allPreds'][$plan->id]) ) {
        foreach($reserved['W'] as $idPe=>$pe) {
          if (isset($pe['pred'][$plan->id])) {
            $typePred=$pe['pred'][$plan->id]['type'];
            $delayPred=$pe['pred'][$plan->id]['delay'];
            if ($typePred=='E-S') { // TODO : check existing start / end
              $tmpPred=$fullListPlan['#'.$plan->id];
              if ($tmpPred->refType=='Milestone') {
                if ($delayPred>0) {
                  $reserved['W'][$idPe]['start']=addWorkDaysToDate($plan->plannedEndDate,$delayPred+1);
                } else {
                  $reserved['W'][$idPe]['start']=addWorkDaysToDate($plan->plannedEndDate,$delayPred);
                }
              } else {
                if ($delayPred>=0) {
                  $reserved['W'][$idPe]['start']=addWorkDaysToDate($plan->plannedEndDate,$delayPred+2);
                } else {
                  $reserved['W'][$idPe]['start']=addWorkDaysToDate($plan->plannedEndDate,$delayPred+1);
                }
              }
            } else if ($typePred=='S-S') {
              if ($delayPred>0) {
                $reserved['W'][$idPe]['start']=addWorkDaysToDate($plan->plannedStartDate,$delayPred+1);
              } else { // delay <= 0 
                $reserved['W'][$idPe]['start']=addWorkDaysToDate($plan->plannedStartDate,$delayPred);
              }              
            } else if ($typePred=='E-E') {
              if ($delayPred>0) {
                $reserved['W'][$idPe]['end']=addWorkDaysToDate($plan->plannedEndDate,$delayPred+1);
              } else { // delay <= 0
                $reserved['W'][$idPe]['end']=addWorkDaysToDate($plan->plannedEndDate,$delayPred);
              }
            }
          }
        }
      }
      if (isset($reserved['W'][$plan->id]) ) { // remove $reserved when planned for RECW
        foreach ($reserved['W'][$plan->id] as $idRes=>$resRes) {
          if (!is_numeric($idRes)) continue;
          foreach ($resRes as $day=>$val) {
            if (isset($reserved['W']['sum'][$idRes][$day])) {
              $reserved['W']['sum'][$idRes][$day]-=$val;
            }
          }
        }
        unset($reserved['W'][$plan->id]);
      }
      if (isset($reserved['allSuccs'])) {
        // TODO : take into acount E-S dependency to determine end
      }
    }
    // Moved transaction at end of procedure (out of script plan.php) to minimize lock possibilities
    foreach ($fullListPlan as $keyPe=>$pe) {
      if (property_exists($pe, 'fixPlanning') and $pe->fixPlanning) unset($fullListPlan[$keyPe]);
      if ($pe->idPlanningMode==23) unset($fullListPlan[$keyPe]);
    }
    //$templateProjectsList=Project::getTemplateList();
    if ($simulation) {
      //$result=array("PlanningElement"=>$fullListPlan,"PlannedWork"=>$arrayPlannedWork,"Assignment"=>$arrayAssignment);
      return "OK";
    } 
    Sql::beginTransaction();
    $cpt=0;
    $query='';
    $noPlannedWorkForPrp=true;
    foreach ($arrayPlannedWork as $pw) {
      //if (array_key_exists($pw->idProject, $templateProjectsList)) continue; // Do not save planned work for templates
      if ($noPlannedWorkForPrp and isset($listProjectsType[$pw->idProject]) and ($listProjectsType[$pw->idProject]=='PRP' or $listProjectsType[$pw->idProject]=='TMP')) continue;
      if ($cpt==0) {
        $query='INSERT into ' . $pw->getDatabaseTableName() 
          . ' (idResource,idProject,refType,refId,idAssignment,work,workDate,day,week,month,year,surbooked,surbookedWork)'
          . ' VALUES ';
      } else {
        $query.=', ';
      }
      $query.='(' 
        . "'" . Sql::fmtId($pw->idResource) . "',"
        . "'" . Sql::fmtId($pw->idProject) . "',"
        . "'" . $pw->refType . "',"
        . "'" . Sql::fmtId($pw->refId) . "',"
        . "'" . Sql::fmtId($pw->idAssignment) . "',"
        . "'" . $pw->work . "',"
        . "'" . $pw->workDate . "',"
        . "'" . $pw->day . "',"
        . "'" . $pw->week . "',"
        . "'" . $pw->month . "',"
        . "'" . $pw->year . "',"
        . "'" . $pw->surbooked . "',"
        . "'" . $pw->surbookedWork . "')";
      $cpt++; 
      if ($cpt>=100) {
        $query.=';';
        SqlDirectElement::execute($query);
        $cpt=0;
        $query='';
      }
    }
    if ($query!='') {
      $query.=';';
      SqlDirectElement::execute($query);
    }
    if ($uniqueResourceAssignment!==null) {
      foreach ($uniqueResourceAssignment as $uraAss) {
        foreach($uraAss as $ura) {
          $select=$ura['select'];
          $ass=$ura['ass'];
          $select->startDate=$ass->plannedStartDate;
          $select->endDate=$ass->plannedEndDate;
          if (isset($ura['SELECTED'])) $select->selected=1;
          else $select->selected=0;
          $select->_noHistory=true;
          $select->save();
        }
      }
    }
    // save Assignment
    foreach ($arrayAssignment as $ass) {
      $ass->_noHistory=true;
      if ($noPlannedWorkForPrp and isset($listProjectsType[$ass->idProject]) and ($listProjectsType[$ass->idProject]=='PRP' or $listProjectsType[$ass->idProject]=='TMP')) {
        $ass->surbookedWork=0;
        $ass->surbooked=0;
      }
      // PBER - update cost depending on start date
      $r=new Resource($ass->idResource);
      $newCost=$r->getActualResourceCost($ass->idRole,($ass->realStartDate)?null:$ass->plannedStartDate);
      if ($newCost!=$ass->newDailyCost) {
        $ass->newDailyCost=$newCost;
        $ass->leftCost=$ass->leftWork*$newCost;
        $ass->plannedCost = $ass->realCost + $ass->leftCost;
        $ass->save();
      } else {
      // PBER
        $ass->simpleSave(); // Attention ! simpleSave for Assignment will execute direct query
      }
    }
    
    if ($withCriticalPath) {
      if ($allProjects) {
        $proj=new Project(' ',true);
        $projectIdArray=array_keys($proj->getRecursiveSubProjectsFlatList(true, false));
      }
      foreach ($projectIdArray as $idP) {
        $fullListPlan=self::calculateCriticalPath($idP,$fullListPlan);
      }
    }
    $arrayProj=array();
    foreach ($fullListPlan as $pe) {
      if (property_exists($pe, 'fixPlanning') and $pe->fixPlanning) continue;
      if (!$pe->refType) continue;
      if ($noPlannedWorkForPrp and isset($listProjectsType[$pe->idProject]) and ($listProjectsType[$pe->idProject]=='PRP' or $listProjectsType[$pe->idProject]=='TMP')) {
        $pe->surbookedWork=0;
        $pe->surbooked=0;
      }
      if ($pe->refType!='Project' and $pe->idProject) $arrayProj[$pe->idProject]=$pe->idProject;
      if (property_exists($pe,'_profile') and $pe->_profile=='RECW') { 
        $pe->_noHistory=true;
        $resPe=$pe->simpleSave();
        PlanningElement::updateSynthesis($pe->refType, $pe->refId);
      } else {
        $pe->_noHistory=true;
   	    $resPe=$pe->simpleSave(); // Attention ! simpleSave for PlanningElement will execute direct query
      }
   	  if ($pe->refType=='Milestone' and method_exists($pe, "updateMilestonableItems")) {
   	    $pe->updateMilestonableItems();
   	  }
    }
    foreach ($arrayProj as $idP) {
      Project::unsetNeedReplan($idP);
      // Save history for planning operation
      $hist=new History();
      $hist->idUser=getCurrentUserId();
      $hist->newValue=null;
      $hist->operationDate=date('Y-m-d H:i:s');
      $hist->operation="plan";
      $hist->refType='Project';
      $hist->refId=$idP;
      $hist->isWorkHistory=1;
      $resHist=$hist->save();
    }
    
    $messageOn = false;
    $endTime=time();
    $endMicroTime=microtime(true);
    $duration = round(($endMicroTime - $startMicroTime)*1000)/1000;
    if (count($arrayNotPlanned)>0 or count($arrayWarning)>0) {
    	$result=i18n('planDoneWithLimits', array($duration));
    	$result.='<br/><br/><table style="width:100%">';
    	$result .='<tr style="color:#888888;font-weight:bold;border:1px solid #aaaaaa"><td style="width:40%">'.i18n('colElement').'</td><td style="width:40%">'.i18n('colCause').'</td><td style="width:20%">'.i18n('colIdResource').'</td></tr>';
    	foreach ($arrayNotPlanned as $assId=>$left) {
    		$ass=new Assignment($assId,true);
    		$rName=SqlList::getNameFromId('ResourceAll', $ass->idResource);
    		$oName=SqlList::getNameFromId($ass->refType, $ass->refId);
    		$msg = (is_numeric($left))?i18n('colNotPlannedWork').' : '.Work::displayWorkWithUnit($left):$left;
    		$result .='<tr style="border:1px solid #aaaaaa;"><td style="padding:1px 10px;">'.i18n($ass->refType).' #'.htmlEncode($ass->refId).' : '.$oName. '</td><td style="padding:1px 10px;">'.$msg.'</td><td style="padding:1px 10px;">'.$rName.'</td></tr>'; 
    	}	
    	foreach ($arrayWarning as $assId=>$msg) {
    	  if (pq_substr($assId,0,10)=='Milestone#') {
    	    $rName=null;
    	    $id=pq_substr($assId,10);
    	    $oName=SqlList::getNameFromId('Milestone',$id);
    	    $ass=new Assignment();
    	    $ass->refType='Milestone';
    	    $ass->refId=$id;
    	  } else {
    	    $ass=new Assignment($assId,true);
    	    $rName=SqlList::getNameFromId('ResourceAll', $ass->idResource);
    	    $oName=SqlList::getNameFromId($ass->refType, $ass->refId);
    	  }
    	  $result .='<tr style="border:1px solid #aaaaaa;"><td style="padding:1px 10px;">'.i18n($ass->refType).' #'.htmlEncode($ass->refId).' : '.$oName. '</td><td style="padding:1px 10px;">'.$msg.'</td><td style="padding:1px 10px;">'.$rName.'</td></tr>';
    	}
    	$result.='</table>';
    	$result .= '<input type="hidden" id="lastPlanStatus" value="INCOMPLETE" />';
    } else {
    	$result=i18n('planDone', array($duration));
    	$result .= '<input type="hidden" id="lastPlanStatus" value="OK" />';
    }
    // Moved transaction at end of procedure (out of script plan.php) to minimize lock possibilities
    $status = getLastOperationStatus ( $result );
    if ($status == "OK" or $status=="NO_CHANGE" or $status=="INCOMPLETE") {
      Sql::commitTransaction ();
    } else {
      Sql::rollbackTransaction ();
    }
    if (!$cronnedScript) echo '<div class="message' . $status . '" >' . $result . '</div>';
    self::$_planningInProgress=false;
    return $result;
  }
  
  public static function enterPlannedWorkAsReal($projectIdArray,$startDatePlan) {
    global $cronnedScript;
    $resources=array();
    if (!$cronnedScript) {
      traceLog("enterPlannedWorkAsReal must be called only for cronned calculation");
      return;
    }
    $crit="workDate<'$startDatePlan'";
    if ($projectIdArray!=null and is_array($projectIdArray) ) {
      $crit.=" and idProject in ".transformListIntoInClause($projectIdArray);
    }
    $pw=new PlannedWork();
    $pwList=$pw->getSqlElementsFromCriteria(null,false,$crit);
    $arrayAss=array(); // Will store work to remove from left
    $arrayPe=array();  // Will store real start and real end
    foreach ($pwList as $pw) {
      $work=new Work();
      if (isset($resources[$pw->idResource])) {
        $ress=$resources[$pw->idResource];
      } else {
        $r=new Resource($pw->idResource,true);
        $ress=array('isteam'=>$r->isResourceTeam,'dates'=>array());
        $resources[$pw->idResource]=$ress;
      }
      if (isset($ress['dates'][$pw->workDate])) {
        $haswork=$ress['dates'][$pw->workDate];
      } else {
        $cpt=$work->countSqlElementsFromCriteria(array('idResource'=>$pw->idResource, 'workDate'=>$pw->workDate));
        if ($cpt==0) {
          $haswork=0;
        } else {
          $haswork=1;
        }
        $resources[$pw->idResource]['dates'][$pw->workDate]=$haswork;
      }
      if ($ress['isteam']) {
        continue; // don't enter work planned on Pool
      }
      if ($haswork) {
        continue; //some work exist
      }  
      $work->idResource=$pw->idResource;
      $work->idProject=$pw->idProject;
      $work->refType=$pw->refType;
      $work->refId=$pw->refId;
      $work->idAssignment=$pw->idAssignment;
      $work->work=$pw->work;
      $work->workDate=$pw->workDate;
      $work->day=$pw->day;
      $work->week=$pw->week;
      $work->month=$pw->month;
      $work->year=$pw->year;
      $work->dailyCost=$pw->dailyCost;
      $work->cost=$pw->cost;
      $resWork=$work->save();
      if (! isset($arrayAss[$pw->idAssignment])) $arrayAss[$pw->idAssignment]=array('work'=>0,'start'=>$pw->workDate,'end'=>$pw->workDate);
      $arrayAss[$pw->idAssignment]['work']+=$work->work; // Work to remove from left work
      //if ($pw->workDate<$arrayAss[$pw->idAssignment]['start']) $arrayAss[$pw->idAssignment]['start']=$pw->workDate;
      //if ($pw->workDate>$arrayAss[$pw->idAssignment]['end']) $arrayAss[$pw->idAssignment]['end']=$pw->workDate;
    }
    // Update assiognements to remove left work
    foreach ($arrayAss as $assId=>$assAr) {
      $ass=new Assignment($assId);
      $left=$ass->leftWork-$assAr['work'];
      if ($left<0) $left=0;
      $ass->leftWork=$left;
      //if (! $ass->realStartDate or $assAr['start']<$ass->realStartDate) $ass->realStartDate=$assAr['start'];
      //if ($left==0 and (!$ass->realEndDate or $assAr['end']>$ass->realEndDate)) $ass->realEndDate=$assAr['end'];
      $resAss=$ass->saveWithRefresh();
    }
  }

// End of PLAN
// ================================================================================================================================
  
// Functions for PLAN

  // Will constitute an array $reserved to be sure to reserve the availability of tasks as RECW that will be planned "after" predecessors to get start and end
  // $reserved[type='W'][idPE][idResource][day]=value         // sum of work to reserve for resource on week day for a given task
  // $reserved[type='W'][idPE]['start']=date                  // start date, that will be set when known
  // $reserved[type='W'][idPE]['end']=date                    // end date, that will be set when known
  // $reserved[type='W'][idPE]['pred'][idPE]['id']=idPE       // id of precedessor PlanningElement
  // $reserved[type='W'][idPE]['pred'][idPE]['delay']=delay   // Delay of dependency
  // $reserved[type='W'][idPE]['pred'][idPE]['type']=type     // type of dependency (E-E, E-S, S-S)
  // $reserved[type='W'][idPE]['succ'][idPE]['id']=idPE       // id of successor PlanningElement
  // $reserved[type='W'][idPE]['succ'][idPE]['delay']=delay   // Delay of dependency
  // $reserved[type='W'][idPE]['succ'][idPE]['type']=type     // type of dependency (E-E, E-S, S-S)
  // $reserved[type='W']['sum'][idResource][day]=value        // sum of work to reserve for resource on week day
  // $reserved['allPreds'][idPE]=idPE                         // List of all PE who are predecessors of RECW task
  // $reserved['allSuccs'][idPE]=idPE                         // List of all PE who are successors of RECW task
  private static function storeReservedForRecurring() {
    global $listPlan,$reserved,$listProjectsType, $listProjectsDelay;
    $memberOf=array();
    foreach ($listPlan as $plan) { // Store RECW to reserve avaialbility
      $projType=(isset($listProjectsType[$plan->idProject]))?$listProjectsType[$plan->idProject]:'';
      //if ($projType=='PRP' or $projType=='TMP') continue; 
      if (property_exists($plan, '_profile') and $plan->_profile=='RECW') { // $plan->_profile may not be set for top Project when calculating for all project (then $plan->id is null)
        $ar=new AssignmentRecurring();
        $artype=pq_substr($plan->_profile,-1);
        $arList=$ar->getSqlElementsFromCriteria(array('refType'=>$plan->refType, 'refId'=>$plan->refId, 'type'=>$artype));
        if (!isset($reserved[$artype])) $reserved[$artype]=array();
        if (!isset($reserved[$artype][$plan->id])) $reserved[$artype][$plan->id]=array();
        if (!isset($reserved[$artype]['sum'])) $reserved[$artype]['sum']=array();
        $reserved[$artype][$plan->id]['typeProject']=$projType;
        $reserved[$artype][$plan->id]['idProject']=$plan->idProject;
        foreach ($arList as $ar) {
          if (!isset($reserved[$artype][$plan->id][$ar->idResource])) $reserved[$artype][$plan->id][$ar->idResource]=array();
          if (!isset($reserved[$artype]['sum'][$ar->idResource])) $reserved[$artype]['sum'][$ar->idResource]=array();
          $reserved[$artype][$plan->id][$ar->idResource][$ar->day]=$ar->value;
          if (!isset($reseved[$artype]['sum'][$ar->idResource][$ar->day])) $reserved[$artype]['sum'][$ar->idResource][$ar->day]=0;
          $reserved[$artype]['sum'][$ar->idResource][$ar->day]+=$ar->value;
          if (!isset($reseved[$artype][$plan->id]['assignments'])) $reseved[$artype][$plan->id]['assignments']=array();
          $reseved[$artype][$plan->id]['assignments'][$ar->idAssignment]=$ar->idAssignment;
          // Get Pools the Resource is member Of
          if ( ! isset($memberOf[$ar->idResource])) {
            $memberOf[$ar->idResource]=array();
            $rta=new ResourceTeamAffectation();
            $rtaList=$rta->getSqlElementsFromCriteria(array('idResource'=>$ar->idResource, 'idle'=>'0'));
            foreach ($rtaList as $rta) {
              $memberOf[$ar->idResource][]=$rta->idResourceTeam;
            }
          }
          foreach ($memberOf[$ar->idResource] as $idResourceTeam) {
            if (!isset($reserved[$artype]['sum'][$idResourceTeam])) $reserved[$artype]['sum'][$idResourceTeam]=array();
            if (!isset($reseved[$artype]['sum'][$idResourceTeam][$ar->day])) $reserved[$artype]['sum'][$idResourceTeam][$ar->day]=0;
            $reserved[$artype]['sum'][$idResourceTeam][$ar->day]+=$ar->value;
          }
        }
        $reserved[$artype][$plan->id]['start']=null;
        $reserved[$artype][$plan->id]['end']=null;
        $reserved[$artype][$plan->id]['pred']=array();
        $reserved[$artype][$plan->id]['succ']=array();
        $reserved[$artype][$plan->id]['idProj']=$plan->idProject;
        $crit="successorId=$plan->id or predecessorId=$plan->id";
        $dep=new Dependency();
        $depList=$dep->getSqlElementsFromCriteria(null, false, $crit);
        foreach ($depList as $dep ) {
          if ($dep->successorId==$plan->id) {
            if (isset($listPlan['#'.$dep->predecessorId])) {
              $pred=$listPlan['#'.$dep->predecessorId];
              $predEnd=$pred->validatedEndDate;
              if (isset($listProjectsDelay[$plan->idProject])) $predEnd=shiftValidatedDate($predEnd, $listProjectsDelay[$plan->idProject]);
              // If predecessor is a fixed milestone or floating milestone without predecessor, we can guess the end of RECW
              if ($pred->refType=='Milestone' and $pred->validatedEndDate and ($pred->_profile=='FIXED' or ($pred->_profile=='FLOAT' and count($pred->_directPredecessorList)==0))) {
                if ($dep->dependencyType=='E-S' or $dep->dependencyType=='S-S') {
                  if ($dep->dependencyDelay>0) {
                    $reserved[$artype][$plan->id]['start']=addWorkDaysToDate($predEnd,$dep->dependencyDelay+1);
                  } else {
                    $reserved[$artype][$plan->id]['start']=addWorkDaysToDate($predEnd,$dep->dependencyDelay);
                  }
                } else if ($dep->dependencyType=='E-E') {
                  if ($dep->dependencyDelay>0) {
                      $reserved[$artype][$plan->id]['end']=addWorkDaysToDate($predEnd,$dep->dependencyDelay+1);
                    } else {
                      $reserved[$artype][$plan->id]['end']=addWorkDaysToDate($predEnd,$dep->dependencyDelay);
                    }
                  }
              }
            }
            $reserved[$artype][$plan->id]['pred'][$dep->predecessorId]=array('id'=>$dep->predecessorId,'delay'=>$dep->dependencyDelay, 'type'=>$dep->dependencyType);
            $reserved['allPreds'][$dep->predecessorId]=$dep->predecessorId;
          }
          if ($dep->predecessorId==$plan->id) {
            $reserved[$artype][$plan->id]['succ'][$dep->successorId]=array('id'=>$dep->successorId,'delay'=>$dep->dependencyDelay, 'type'=>$dep->dependencyType);
            $reserved['allSuccs'][$dep->successorId]=$dep->successorId;
          }
        }
    
      }
    }
  }
  
  // Calculate Critical Path : after planning is calculated, re-claculate reversed from end
  //                           then critical path are tasks that give save start date as forward planning
  private static function calculateCriticalPath($idProject,$fullListPlan) {
    if (!pq_trim($idProject) or $idProject=='*') return $fullListPlan;
    $start=null;
    $end=null;
    $arrayNode=array('early'=>null,'late'=>null,'before'=>array(),'after'=>array());
    $arrayTask=array('duration'=>null,'start'=>null,'end'=>null,'type'=>'task','class'=>'','name'=>'', 'mode'=>'');
    if ($fullListPlan) {
      $peList=array();
      foreach ($fullListPlan as $id=>$plan) {
        if ($plan->idProject==$idProject and $plan->refType!='Project') {
          $peList[$id]=$plan;
        }
        if ($plan->refType=='Project' and $plan->refId==$idProject) {
          $start=$plan->plannedStartDate;
          $end=$plan->plannedEndDate;
        }
      }
    } else {
      $pe=new PlanningElement();
      $peList=$pe->getSqlElementsFromCriteria(null,null, "(idProject=$idProject and refType!='Project') or ( refType=='Project' and refId=$idProject)", "wbsSortable asc", true);
      foreach ($peList as $id=>$plan) {
        if ($plan->refType=='Project' and $plan->refId==$idProject) {
          $start=$plan->plannedStartDate;
          $end=$plan->plannedEndDate;
          unset($peList[$id]);
          break;
        }
      } 
      // TODO : get predecessors
    }
    $cp=array('node'=>array(),'task'=>array());
    $cp['node']['S']=$arrayNode; 
    $cp['node']['S']['early']=$start;
    $cp['node']['E']=$arrayNode;
    $cp['node']['E']['early']=$end;
    $cp['node']['E']['late']=$end;
    foreach($peList as $id=>$plan) {
      $cp['task'][$id]=$arrayTask;
      $cp['task'][$id]['duration']=workDayDiffDates($plan->plannedStartDate, $plan->plannedEndDate);//$plan->plannedDuration;
      $cp['task'][$id]['name']=$plan->refName;
      $cp['task'][$id]['class']=$plan->refType;
      $cp['task'][$id]['start']='S'.$id;
      if (!isset($cp['node']['S'.$id])) $cp['node']['S'.$id]=$arrayNode;
      $cp['node']['S'.$id]['early']=$plan->plannedStartDate;
      if (!in_array($id,$cp['node']['S'.$id]['after'])) $cp['node']['S'.$id]['after'][]=$id;
      $cp['task'][$id]['end']='E'.$id;
      if (!isset($cp['node']['E'.$id])) $cp['node']['E'.$id]=$arrayNode;
      $cp['node']['E'.$id]['early']=$plan->plannedEndDate;
      if (!in_array($id,$cp['node']['E'.$id]['before'])) $cp['node']['E'.$id]['before'][]=$id;
      if (property_exists($plan, '_directPredecessorList')) foreach ($plan->_directPredecessorList as $idPrec=>$prec) {
        if (!isset($peList[$idPrec]) ) continue; // Predecessor not in current project
        if (!isset($cp['task'][$idPrec.'-'.$id])) $cp['task'][$idPrec.'-'.$id]=$arrayTask;
        $cp['task'][$idPrec.'-'.$id]['type']='dependency';
        if ($peList[$idPrec]->refType=='Milestone' or $prec['type']=='S-S' or $prec['type']=='E-E') {
          $cp['task'][$idPrec.'-'.$id]['duration']=$prec['delay'];
        } else {
          $cp['task'][$idPrec.'-'.$id]['duration']=$prec['delay']+1;
        }
        $typS=pq_substr($prec['type'],0,1);
        $typE=pq_substr($prec['type'],-1);
        if ($prec['type']!='E-E') {
          $cp['task'][$idPrec.'-'.$id]['start']=$typS.$idPrec;
          if (!isset($cp['node'][$typS.$idPrec])) $cp['node'][$typS.$idPrec]=$arrayNode;
          if (!in_array($idPrec.'-'.$id,$cp['node'][$typS.$idPrec]['after'])) $cp['node'][$typS.$idPrec]['after'][]=$idPrec.'-'.$id;
          $cp['task'][$idPrec.'-'.$id]['end']=$typE.$id;
          if (!isset($cp['node'][$typE.$id])) $cp['node'][$typE.$id]=$arrayNode;
          if (!in_array($idPrec.'-'.$id,$cp['node'][$typE.$id]['before'])) $cp['node'][$typE.$id]['before'][]=$idPrec.'-'.$id;
        } else {
          $cp['task'][$idPrec.'-'.$id]['duration']=$prec['delay'];
          if ($cp['task'][$id]) $cp['task'][$id]['duration'];
          $cp['task'][$idPrec.'-'.$id]['start']='E'.$id;
          if (!isset($cp['node']['E'.$id])) $cp['node']['E'.$id]=$arrayNode;
          if (!in_array($idPrec.'-'.$id,$cp['node']['E'.$id]['after'])) $cp['node']['E'.$id]['after'][]=$idPrec.'-'.$id;
          $cp['task'][$idPrec.'-'.$id]['end']='E'.$idPrec;
          if (!isset($cp['node']['E'.$idPrec])) $cp['node']['E'.$idPrec]=$arrayNode;
          if (!in_array($idPrec.'-'.$id,$cp['node']['E'.$idPrec]['before'])) $cp['node']['E'.$idPrec]['before'][]=$idPrec.'-'.$id;
          if (!isset($cp['task'][$id])) $cp['task'][$id]=$arrayTask;
          $cp['task'][$id]['mode']='reverse';
        }
      }
    }
    foreach ($cp['node'] as $id=>$node) { // Attach loose nodes to S or E
      if ($id=='S' or $id=='E') continue;
      if (count($node['before'])==0) { // No predecessor 
        $cp['task']['S-'.$id]=$arrayTask;
        $cp['task']['S-'.$id]['type']='fake';
        $cp['task']['S-'.$id]['duration']=0;
        $cp['task']['S-'.$id]['start']='S';
        $cp['task']['S-'.$id]['end']=$id;
        if (!in_array('S-'.$id,$cp['node']['S']['after'])) $cp['node']['S']['after'][]='S-'.$id;
      }
      if (count($node['after'])==0) { // No successor
        $cp['task'][$id.'-E']=$arrayTask;
        $cp['task'][$id.'-E']['type']='fake';
        $cp['task'][$id.'-E']['duration']=0;
        $cp['task'][$id.'-E']['start']=$id;
        $cp['task'][$id.'-E']['end']='E';
        if (!in_array($id.'-E',$cp['node']['E']['before'])) $cp['node']['E']['before'][]=$id.'-E';
      }
    }
    self::reverse('E',$cp);
    foreach ($cp['task'] as $idP=>$plan) {
      if ($plan['type']!='task') continue;
      $pe=$fullListPlan[$idP];
      $pe->latestStartDate=$cp['node'][$plan['start']]['late'];
      $pe->latestEndDate=$cp['node'][$plan['end']]['late'];
      $profile=(isset($pe->_profile))?$pe->_profile:'ASAP';
      if ($profile=='RECW' or $profile=="REGUL" or $profile=="FULL" or $profile=="HALF" or $profile=="QUART" 
          or ! property_exists($pe, '_directPredecessorList') 
          or (count($pe->_directPredecessorList)==0 and $pe->latestStartDate>$start) 
          or !$pe->elementary) {
        $pe->isOnCriticalPath=0;
      } else if ( ($pe->latestStartDate<=$pe->plannedStartDate and $pe->latestEndDate<=$pe->plannedEndDate and $plan['mode']!='reverse') 
          or ( $plan['mode']=='reverse' and $pe->latestStartDate<$pe->plannedStartDate) ) {
        $pe->isOnCriticalPath=1;
      } else {
        $pe->isOnCriticalPath=0;
      }
      $fullListPlan[$idP]=$pe;
    }
    return $fullListPlan;
  }
  
  // Calculate reverse planning for a task : from end, subtract duration du get "latest start date"
  private static function reverse($nodeId,&$cp) {
    $node=$cp['node'][$nodeId];
    $cp['TEST']='OK';
    foreach ($cp['node'][$nodeId]['before'] as $taskId) {
      $task=$cp['task'][$taskId];
      $diff=($task['duration'])?($task['duration'])*(-1):0;
      if ($nodeId=='E' or $nodeId=='S') {
        $diff==0;
      } else if ($task['type']=='task' and $diff!=0) {
        $diff+=1;
      } else if ($diff>0) {
        $diff+=1;
      } 
      $start=addWorkDaysToDate($node['late'],$diff);
      if (!$cp['node'][$task['start']]['late'] or $start<$cp['node'][$task['start']]['late']) $cp['node'][$task['start']]['late']=$start;
      self::reverse($task['start'],$cp);
    }
  }
  
  // Store a plan item (planningelement) into storeListPlan table)
  private static function storeListPlan($listPlan,$plan) {
    scriptLog("storeListPlan(listPlan,$plan->id)");
    $listPlan['#'.$plan->id]=$plan;
    // Update planned dates of parents
    if (($plan->plannedStartDate or $plan->realStartDate) and ($plan->plannedEndDate or $plan->realEndDate) ) {
      foreach ($plan->_parentList as $topId=>$topVal) {
        $top=$listPlan[$topId];
        $startDate=($plan->realStartDate)?$plan->realStartDate:$plan->plannedStartDate;
        if (!$top->plannedStartDate or $top->plannedStartDate>$startDate) {
          $top->plannedStartDate=$startDate;
        }
        $endDate=($plan->realEndDate)?$plan->realEndDate:$plan->plannedEndDate;
        if (!$top->plannedEndDate or $top->plannedEndDate<$endDate) {
          $top->plannedEndDate=$endDate;
        }
        $listPlan[$topId]=$top;
      }
    }
    return $listPlan;
  }
  
  private static function sortPlanningElements($list,$listProjectsPriority, $listProjectsType, $listProjectsDelay) {
  	// first sort on simple criterias
    $mainPriority=(Parameter::getGlobalParameter('planningPriorityByEndDate')=='NO')?"priority":"endDate"; // May be set to "endDate" or "priority"
    $str01='.00000000';
    $str99='.99999999';
    //$str02=($mainPriority=='priority')?'.00000000':'';
    $pmList=SqlList::getList('PlanningMode','code',null,true);
    $pmList['']='';
    foreach ($list as $id=>$elt) {
      $expectedEndDate='9999-99-99';
      if ( $mainPriority=="endDate") $expectedEndDate=$elt->getExpectedEndDate($list,$listProjectsDelay[$elt->idProject]??null);
      if ($elt->idPlanningMode and !isset($pmList[$elt->idPlanningMode])) {
        traceLog("Error for planning mode '$elt->idPlanningMode' not found in Planning Mode table");
        $pmList[$elt->idPlanningMode]='ASAP';
      }
      $projPrio='1';
      if (isset($listProjectsType[$elt->idProject])) {
        $typeProject=$listProjectsType[$elt->idProject];
        if ($typeProject=='TMP' ) $projPrio='6';
        else if ($typeProject=='PRP' ) $projPrio='5';
      } else {
        $projPrio='9';
      }
      $pm=$pmList[$elt->idPlanningMode];
    	if ($elt->elementary==0) {
    	  $crit='5'.$str99;
      } else if ($pm=='FIXED' or $pm=='FLOAT') { // FIXED or FLOAT => Milestones - FLOAT Will be moved depending on predecessors
    		$crit='1'.$str01;
    	} else if ($pm=='REGUL' or $pm=='FULL' or $pm=='HALF' or $pm=='QUART') { // REGUL or FULL or HALF or QUART)
    	  $crit='2'.$str01;
    	} else if ($elt->indivisibility==1 and $elt->realWork>0) { // Increase priority for started tasks that should not be split
    		$crit='3'.$str01;
    	} else if ($pm=='STARR') { 	  
    	  $crit='3'.pq_str_replace('-','',(($elt->validatedStartDate)?$elt->validatedStartDate:'9999-99-99'));
    	} else if ($pm=='FDUR') { // FDUR  
    	  $crit='4'.$str01;
    	} else if ($pm=='RECW') { // RECW
    	  $crit='6'.$str01; // Lower priority (availability will be reserved)
    	} else if ($pm=='ALAP' and $expectedEndDate and $mainPriority=='endDate') {
    		$crit='5'.'.'.pq_str_replace('-','',(($expectedEndDate)?$expectedEndDate:'9999-99-99'));
    	} else { // Others (includes GROUP, wich is not a priority but a constraint)
        $crit='5'.$str99;
    	}
    	$crit=$projPrio.'.'.$crit.'.';
      $prio=($elt->refType=='Project')?'99999':$elt->priority;
      if (isset($listProjectsPriority[$elt->idProject])) {
        $projPrio=$listProjectsPriority[$elt->idProject];
      } else { 
      	$projPrio=500;
      }
      if (! $elt->leftWork or $elt->leftWork==0) {$prio=0;}
      $crit.=str_pad($projPrio,5,'0',STR_PAD_LEFT).'.'.str_pad($prio,5,'0',STR_PAD_LEFT);
      if ($mainPriority=='endDate' and $expectedEndDate) {
        $crit.='.'.pq_str_replace('-','',$expectedEndDate);
      } else if ($pm=='ALAP' and $expectedEndDate and $mainPriority=='priority') {
        $crit.='.'.pq_str_replace('-','',$expectedEndDate);
      } else {
        $crit.=$str99;
      }
      if (property_exists($elt,'indivisibility') and $elt->indivisibility==1 and $elt->realWork>0) {
        $crit.=".0";
      } else {
        $crit.=".1";
      }
      $crit.='.'.$elt->wbsSortable;
      if ($elt->elementary==0) { $crit.='.99999';}
      $elt->_sortCriteria=$crit;
      $list[$id]=$elt;
    }
    $bool = uasort($list,array(new PlanningElement(), "comparePlanningElementSimple"));
    //self::traceArray($result);
    // then sort on predecessors
    $result=self::specificSort($list);
    //self::traceArray($result);
    return $result;
  }
  
  private static function specificSort($list) {
  	// Sort to take dependencies into account
  	$wait=array(); // array to store elements that has predecessors not sorted yet
  	$result=array(); // target array for sorted elements
  	foreach($list as $id=>$pe) {
  		$canInsert=false;
  		if (property_exists($pe,'_predecessorListWithParent') and isset($pe->_predecessorListWithParent)) {
  			$pe->_tmpPrec=array();
  			// retrieve predecessors not sorted yet
  			foreach($pe->_predecessorListWithParent as $precId=>$precPe) {
  				//if ($pe->indivisibility==1 and $pe->realWork>0 and $list[$precId]->indivisibility==0 and $list[$precId]->realWork==0 ) continue; // If current not splitable with already real work but predecessor is not, do not take predecessor into account
  				if ($pe->indivisibility==1 and $pe->realWork>0 ) break; // If current not splitable with already real work but predecessor is not, do not take predecessor into account
  				if (! array_key_exists($precId, $result)) {
  					 $pe->_tmpPrec[$precId]=$precPe;
  				}
  			} 			
  			if (count($pe->_tmpPrec)>0) {
  				// if has some not written predecessor => wait (until no more predecessor)
  				$wait[$id]=$pe;
  				$canInsert=false;
  			} else {
  				// all predecessors are sorted yet => can insert it in sort list
  				$canInsert=true;
  			}
  		} else {
  			// no predecessor, so can insert
  			$canInsert=true;
  		}
  		if ($canInsert) {
  			$result[$id]=$pe;
  			// now, must check if can insert waiting ones
  			self::insertWaiting($result,$wait,$id);
  		}
  	}
  	// in the end, empty wait stack (should be empty !!!!)
  	foreach($wait as $wId=>$wPe) {
  		unset($wPe->_tmpPrec); // no used elsewhere
      $result[$wId]=$wPe;
  	}
  	return $result;
  }
  
  private static function insertWaiting(&$result,&$wait,$id) {
    foreach($wait as $wId=>$wPe) {
      if (isset($wPe->_tmpPrec) and array_key_exists($id, $wPe->_tmpPrec)) {
        // ok, prec has been inserted, not waiting for it anymore
        unset($wPe->_tmpPrec[$id]);
        if (count($wPe->_tmpPrec)==0) {
          // Waiting for no more prec => store it
          unset($wPe->_tmpPrec);
          $result[$wId]=$wPe;
          // and remove it from wait list
          unset ($wait[$wId]);
          // and check if this new insertion can release others
          self::insertWaiting($result,$wait,$wId); 
        } else {
          // Store wait stack with new prec list (with less items...)
          $wait[$wId]=$wPe;
        }
      }
    }
  }
  public static $_surbookedWorkStored=array();
  private static function storePlannedWork(
      $value, $planned, $plannedReserved, $withProjectRepartition,
      $currentDate, $week, $profile, $r, $capacity, $capacityNormal,  $listTopProjects,
      &$surbooked, &$surbookedWork, &$ass, &$plan, &$arrayPlannedWork, &$changedAss,
      &$left, &$ress, $support=null, $infinitecapacity=false) {
    if (!$support) {
      if (!isset(self::$_surbookedWorkStored[$ass->idResource])) self::$_surbookedWorkStored[$ass->idResource]=self::getExistingSurbookedWork($ass->idResource);
      if (!isset(self::$_surbookedWorkStored[$ass->idResource][$currentDate])) {
        self::$_surbookedWorkStored[$ass->idResource][$currentDate]=0;       
      }
      if ( $value+$planned > $r->getCapacityPeriod($currentDate)) {       
        $surbookedWork=$value+$planned-self::$_surbookedWorkStored[$ass->idResource][$currentDate]-$r->getCapacityPeriod($currentDate);
      }else if (isset($capacityNormal) and $capacityNormal!=null) { // For Pools
        if ($value>$capacityNormal) {        
          $surbookedWork=$value-self::$_surbookedWorkStored[$ass->idResource][$currentDate]-$capacityNormal;
        }
      }
      if ($surbookedWork>0 and $plannedReserved>0 and $infinitecapacity) {
        $surbookedWork-=$plannedReserved;
        if ($surbookedWork<0)$surbookedWork=0;
        $value-=$plannedReserved;
        if ($value<0) $value=0;
      }
      if ($surbookedWork>=0.01) {
        $surbooked=1;
        self::$_surbookedWorkStored[$ass->idResource][$currentDate]+=$surbookedWork;
      }
    }
    if ($profile=='FIXED' and $currentDate==$plan->validatedStartDate) {
      $fractionStart=$plan->validatedStartFraction;
    } else {
      $fractionStart=($capacity!=0)?round($planned/$capacity,2):'0';
    }
    $fraction=($capacity!=0)?round($value/$capacity,2):'1';;
    $plannedWork=new PlannedWork();
    $plannedWork->idResource=($support)?$support:$ass->idResource;
    $plannedWork->idProject=$ass->idProject;
    $plannedWork->refType=$ass->refType;
    $plannedWork->refId=$ass->refId;
    $plannedWork->idAssignment=$ass->id;
    $plannedWork->work=$value;
    $plannedWork->surbooked=$surbooked;
    $plannedWork->surbookedWork=$surbookedWork;
    $plannedWork->setDates($currentDate);
    $arrayPlannedWork[]=$plannedWork;
    if (! $ass->plannedStartDate or $ass->plannedStartDate>$currentDate) {
      $ass->plannedStartDate=$currentDate;
      $ass->plannedStartFraction=$fractionStart;
    }
    if (! $ass->plannedEndDate or $ass->plannedEndDate<$currentDate) {
      $ass->plannedEndDate=$currentDate;
      $ass->plannedEndFraction=min(($fractionStart+$fraction),1);
    }
    if (! $plan->plannedStartDate or $plan->plannedStartDate>$currentDate) {
      $plan->plannedStartDate=$currentDate;
      $plan->plannedStartFraction=$fractionStart;
    } else if ($plan->plannedStartDate==$currentDate and $plan->plannedStartFraction<$fractionStart) {
      $plan->plannedStartFraction=$fractionStart;
    }
    if ($surbooked and $surbookedWork>=0.01 and !$support) {
      $plan->surbooked=1;
      $ass->surbooked=1;
      $changedAss=true;
    }
    if (! $plan->plannedEndDate or $plan->plannedEndDate<$currentDate) {
      if ($ass->realEndDate && $ass->realEndDate>$currentDate) {
        $plan->plannedEndDate=$ass->realEndDate;
        $plan->plannedEndFraction=1;
      } else {
        $plan->plannedEndDate=$currentDate;
        $plan->plannedEndFraction=min(($fractionStart+$fraction),1);
      }
    } else if ($plan->plannedEndDate==$currentDate and $plan->plannedEndFraction<$fraction) {
      $plan->plannedEndFraction=min(($fractionStart+$fraction),1);
    }
    $changedAss=true;
    if (!$support) $left-=$value;
    $ress[$currentDate]=$value+$planned-$plannedReserved;
    // Set value on each project (from current to top)
    if ($withProjectRepartition and $value >= 0.01) {
      foreach ($listTopProjects as $idProject) {
        $projectKey='Project#' . $idProject;
        $plannedProj=0;
        if (!isset($ress[$projectKey])) $ress[$projectKey]=array();
        if (array_key_exists($week,$ress[$projectKey])) {
          $plannedProj=$ress[$projectKey][$week];
        }
        $ress[$projectKey][$week]=$value+$plannedProj;
      }
    }
  }
  private static function getExistingSurbookedWork($idResource){
    global $infinitecapacityStored, $inClauseStored;
    $res=array();
    if ($infinitecapacityStored) {
      $pws=new PlannedWork();
      $sum=$pws->sumSqlElementsFromCriteria('surbookedWork', null, "idResource=$idResource and not ($inClauseStored)",'workDate');
      if ($sum) {
        foreach($sum as $wk) {
          $res[$wk['workdate']]=$wk['sumsurbookedwork'];
        }
      }
    }
    return $res;
  }
  
  private static function storePlannedWorkLeveled($startPlanDate, $expectedStart, $expectedEnd, $capacity, &$ass, &$plan, &$arrayPlannedWork, &$changedAss, &$left, $delay) {
    if ($left==0) return;
    $minDuration=ceil($left);
    $prf=$plan->_profile;
    if ($prf=='FULL' or $prf=='HALF' or $prf=='QUART' or $prf=='REGUL' or $prf=='FIXED') {
      $start=self::shiftValidatedDate($plan->validatedStartDate,$delay);
      $end=self::shiftValidatedDate($plan->validatedEndDate,$delay);
    } else if ($prf=='FDUR') {
      $end=$expectedEnd;
      $start=addWorkDaysToDate($end,1-$plan->validatedDuration);
    } else {
      $end=$expectedEnd;
      $start=addWorkDaysToDate($end,1-$minDuration);
    }
    if ($start<$startPlanDate) $start=$startPlanDate;
    if ($end>$expectedEnd) $end=$expectedEnd;
    if ($end<$start) $end=$start;
    $duration=workDayDiffDates($start, $end);
    if (!$duration or $duration<=0) $duration=1;
    //$regul=ceil($left/$duration*100)/100; // Regular to plan, ceilled at 0.1
    $regul=round($left/$duration,2);
    $regulLeft=$left;
    $regulDone=0;
    $target=0;
    for ($currentDate=$start; $currentDate<=$end;$currentDate=addDaysToDate($currentDate,1)) {
      if (isOffDay($currentDate)) continue;
      if ($regulLeft<0.01) break;
      if (!isset(self::$_surbookedWorkStored[$ass->idResource])) self::$_surbookedWorkStored[$ass->idResource]=self::getExistingSurbookedWork($ass->idResource);
      if (!isset(self::$_surbookedWorkStored[$ass->idResource][$currentDate])) self::$_surbookedWorkStored[$ass->idResource][$currentDate]=0;
      // Get Planned Work already stored for that day / that resource / that assignment
      $idPW=null;
      foreach ($arrayPlannedWork as $id=>$plannedWork) {
        if ($plannedWork->idResource==$ass->idResource and $plannedWork->idAssignment==$ass->id and $plannedWork->workDate==$currentDate) {
          $idPW=$id;
          break;
        }
      }
      if (! $idPW) {
        $plannedWork=new PlannedWork();
        $plannedWork->idResource=$ass->idResource;
        $plannedWork->idProject=$ass->idProject;
        $plannedWork->refType=$ass->refType;
        $plannedWork->refId=$ass->refId;
        $plannedWork->idAssignment=$ass->id;
        $plannedWork->work=0;
        $plannedWork->surbooked=0;
        $plannedWork->surbookedWork=0;
        $plannedWork->setDates($currentDate);
      }
      $target+=$regul;
      $toPlan=round($target-$regulDone,1);
      if ($currentDate==$end) $toPlan=round($regulLeft,2);
      $regulDone+=$toPlan;
      $plannedWork->work+=$toPlan;
      $plannedWork->surbooked=1;
      $plannedWork->surbookedWork+=$toPlan;
      self::$_surbookedWorkStored[$ass->idResource][$currentDate]+=$toPlan;
      $regulLeft=round($regulLeft-$toPlan,2);
      if ($idPW) $arrayPlannedWork[$idPW]=$plannedWork;
      else array_push($arrayPlannedWork, $plannedWork);
    }
    if (! $ass->plannedStartDate) {
      $ass->plannedStartDate=$start;
      $ass->plannedStartFraction=null;
    }
    if (! $ass->plannedEndDate) {
      $ass->plannedEndDate=$end;
      $ass->plannedEndFraction=1;
    }
    if (! $plan->plannedStartDate) {
      $plan->plannedStartDate=$start;
      $plan->plannedStartFraction=null;
    } 
    if (! $plan->plannedEndDate) {
      $plan->plannedEndDate=$end;
      $plan->plannedEndFraction=1;
    }
    $plan->surbooked=1;
    $ass->surbooked=1;
    $changedAss=true;
    $left=0;
  }
  
  private static function traceArray($list) {
  	debugTraceLog('*****traceArray()*****');
  	foreach($list as $id=>$pe) {
  		debugTraceLog($id . ' - ' . $pe->wbs . ' - ' . $pe->refType . '#' . $pe->refId . ' - ' . $pe->refName . ' - Prio=' . $pe->priority . ' - Left='.$pe->leftWork.' - '.$pe->_sortCriteria);
  		if (count($pe->_predecessorListWithParent)>0) {
  			foreach($pe->_predecessorListWithParent as $idPrec=>$prec) {
  				debugTraceLog('   ' . $idPrec.'=>'.$prec['delay'].' ('.$prec['type'].')');
  			}
  		}
  	}
  }
  
  // ================================================================================================================================
  
  public static function planSaveDates($projectId, $initial, $validated) {
    $user=new User(getCurrentUserId()) ;
  	if ($initial=='NEVER' and $validated=='NEVER') {
  		$result=i18n('planDatesNotSaved');
  		$result .= '<input type="hidden" id="lastPlanStatus" value="WARNING" />';
  		return $result;
  	}
  	$cpt=0;
  	$proj=new Project($projectId,true);
  	$scope='changeValidatedData';
  	$listSubproj=$proj->getRecursiveSubProjectsFlatList(true, true);
  	$listValidProj=getSessionUser()->getListOfPlannableProjects($scope);
  	$validSubProj=array();
  	foreach ($listValidProj as $id=>$value){
  	  $priority=SqlElement::getSingleSqlElementFromCriteria('HabilitationOther',array('idProfile'=>$user->getProfile($id),'scope'=>'validatePlanning'));// florent 
  	  if(isset($listSubproj[$id]) and $priority->rightAccess==1){
  	    $validSubProj[$id]=$listSubproj[$id];
  	  }
  	}
  	$inClause="idProject in " . transformListIntoInClause($validSubProj);
  	$obj=new PlanningElement();
  	$tablePE=$obj->getDatabaseTableName();
  	$inClause.=" and " . getAccesRestrictionClause('Activity',$tablePE);
  	// Remove administrative projects :
  	$inClause.=" and idProject not in " . Project::getAdminitrativeProjectList() ;
  	// Remove Projects with Fixed Planning flag
  	$inClause.=" and idProject not in " . Project::getFixedProjectList() ;
  	// Get the list of all PlanningElements to plan (includes Activity and/or Projects)
  	$pe=new PlanningElement();
  	$order="wbsSortable asc";
  	$list=$pe->getSqlElementsFromCriteria(null,false,$inClause,$order,true);
  	foreach ($list as $pe) {
  		// initial
  		if (($initial=='ALWAYS' or ($initial=='IFEMPTY' and ! $pe->initialStartDate and ! $pe->initialEndDate)) and pq_trim($pe->plannedStartDate) and pq_trim($pe->plannedEndDate)) {
  			$pe->initialStartDate=$pe->plannedStartDate;
  			$pe->initialEndDate=$pe->plannedEndDate;
  			$cpt++;
  		}
  		// validated
  		if (($validated=='ALWAYS' or ($validated=='IFEMPTY' and ! $pe->validatedStartDate and ! $pe->validatedEndDate)) and pq_trim($pe->plannedStartDate) and pq_trim($pe->plannedEndDate)) {
  			$pe->validatedStartDate=$pe->plannedStartDate;
  			$pe->validatedEndDate=$pe->plannedEndDate;
  			$cpt++;
  		}
  		$pe->simpleSave();
  	}
  	if ($cpt>0) {
  		$result=i18n('planDatesSaved');
  		$result .= '<input type="hidden" id="lastPlanStatus" value="OK" />';
  	} else {
  		$result=i18n('planDatesNotSaved');
  		$result .= '<input type="hidden" id="lastPlanStatus" value="WARNING" />';
  	}
  	return $result;
  }
  
  private static function getPlannedWorkForResource($idRes,$startDate) {
    global $resources,$withProjectRepartition;
    if (!isset($resources[$idRes])) {
      $r=new Resource($idRes,true);
      $ress=$r->getWork($startDate, $withProjectRepartition);    
	    $resources[$idRes]=$ress;        
    } else {
      $ress=$resources[$idRes];
    }
    $sum=0;
    foreach ($ress as $dt=>$val) {
      if (pq_strlen($dt)==10 and pq_substr($dt,4,1)=='-' and pq_substr($dt,7,1)=='-') {
        $sum+=$val;
      }
    }
    return $sum;
  }
  
  private static function getLeftWorkForResource($idRes,$startDate) {
    global $resources,$withProjectRepartition;
    if (!isset($resources[$idRes])) {
      $r=new Resource($idRes,true);
      $ress=$r->getWork($startDate, $withProjectRepartition);
      $resources[$idRes]=$ress;
    } else {
      $ress=$resources[$idRes];
    }
    if (isset($ress['leftWork'])) {
      return $ress['leftWork'];
    }
    $ass=new Assignment();
    $sum=$ass->sumSqlElementsFromCriteria('leftWork', array('idResource'=>$idRes));
    $resources[$idRes]['leftWork']=$sum;
    return $sum;
  }
  public static function shiftValidatedDate($date,$delay) {
    if ($delay) {
      $delayedDate=addMonthsToDate($date, $delay);
      if (! isOpenDay($delayedDate)) {
        while (! isOpenDay($delayedDate)) {
          $delayedDate=addDaysToDate($delayedDate, 1);
        }
      }
      return $delayedDate;
    } else {
      return $date;
    }
  }
}
?>