ProjeQtOr is an open source project management software that combines in one tool all the functionalities needed to organize your projects. It is simple, easy to use and covers a maximum of project management features.

Its particularity, in addition to its completeness, is to be oriented towards quality.

This means you can record all the events of your projects and thus simplify compliance with leading standards in quality management, be they ISO, CMMI, ITIL or other.

# What’s new in version 11.1 ?

Find in this manual, every 3 months, the latest features integrated into ProjeQtOr.

We offer you a small overview of the major developments and you will find the full list of developments covered in the update here.

Ergonomics improvement

Option to improve the Gantt chart view

Assignments & Allocation with right click on the Gantt

Find any plannable item in Gantt view

Move Sections Graphical in Today view

Gantt chart | Today

Store a List to define a Report

Any list can be stored as a new report

The layout and filters are saved to produce the report exactly as the list displayed

New List reports can be exported, saved on today, defined as favorite and programmed to be sent.

Report from list

Project Analysis

Recording Assumptions, Constraints, Lessons Learned

Project analysis

# Features

ProjeQtOr is a “Quality based Project Organizer”.

It is particularly well suited to IT projects, but can manage any type of project.

It offers all the features needed to different Project Management actors under a unique collaborative interface.

- Start guide
- Planning management
- Resource management
- Tickets management
- Costs management
- Quality management
- Risks management
- Perimeter management
- Documents management
- Commitments management
- Asset Management
- Humans Resources
- Tools
- Activity Stream
- Global view

# Concepts

This chapter defines the concepts of ProjeQtOr.

They can be referred in the following chapters.

- Concepts
  - Project
  - Activity
  - Organization
  - Product
  - Planning
  - ProjeQtOr roles
  - Profiles definition
  - Stakeholder definition
  - Resource function and cost
  - Resource calendar
  - Contexts

# Agile Methods

This chapter includes ProjeQtOr features that allow you to practice agile methods.

- Agile Methods
  - KanBan
  - Live Meeting
  - Planning Poker

# Settings

ProjeQtOr provides a very rich user interface.

It may be frightening at first glance because of the very numerous elements it provides, but once you’ll get familiar to the structure of the interface you’ll discover that it is quite simple as all screens have the same frames and sections always have simular structure and position.

- User parameters
- Global Parameters
- Special Fields
- Administration Console
- Module Management
- Access Rights
- List of Types
- List of Values
- Control Automation
- Tools

# Graphical user interface

ProjeQtOr provides a very rich user interface.

It may be frightening at first glance because of the very numerous elements it provides, but once you’ll get familiar to the structure of the interface you’ll discover that it is quite simple as all screens have the same frames and sections always have simular structure and position.

- Graphical User Interface
- Common sections

# Planning and Follow-up

ProjeQtOr provides all the elements needed to build a planning from workload, constraints between tasks and resources availability.

The main activity of Project Leader is to measure progress, analyse situation and take decisions. In order to ease his work, ProjeQtOr provides several reporting tools, from the well know Gantt chart, to many reports.

- Start Guide
- Planning elements
- Common sections
- Planning
- Today (Dashboard)
- Diary
- Reports
- Real work allocation
- Collaboration
- Asset Management

# Document Management translation

- Documents
- Translation

# Financial

- Expenses
- Incomes
- Financial situation
- Gantt Contract client & provider

# Steering

- Meetings
- Change Request
- Decisions
- Questions
- Deliverables
- Incomings
- Deliveries
- Mails follow-up
- Project Analysis
- Configuration Management

# Requirements & Tests

- Requirements dashboard
- Requirements
- Test cases
- Test sessions

# Risk Management & Ticketing

- Risks
- Opportunities
- Criticality value calculation
- Issues
- Actions
- Tickets
- Tickets dashboard

# Environmental parameters

- Users
- Resource
- Pool of Resources
- Teams
- Material resources
- Calendars
- Clients
- Contacts
- Providers
- Recipients
- Organizations
- Humans Resources

# Plug-ins

- Plug-ins management

# Glossary

- Glossary