.. include:: ImageReplacement.txt

.. index:: Steering

.. title:: Steering

.. index:: Meeting 


.. _steering-page:

.. _meeting:

Meetings
########

.. figure:: /images/GUI/STEERING_SCR_Meeting.png
   :alt: Meeting screen
   
   Meeting screen
   
Meeting items are stored to keep track of important meetings during the project lifecycle :

* Progress Meetings
* Steering committees
* Functional workshops

Keeping track of each meeting makes it possible to follow the decisions or the answers to questions that are taken during them.

This will provide an easy way to find back when, where and why a decision has been taken.

Each meeting is displayed in the agenda. listed in chronological order during the day.

If the manager is filled in, he is automatically added to the meeting assignments.

If one of the resources is assigned to another meeting on the same day, a non-blocking message is displayed if the times overlap.

.. rubric:: Project task

* Meeting is a planned task. they appear in the Gantt diagram and imputation sheets with the date fixed. 
* You can assign project resources (named attendees).
* You have progress section that allows for followed resources work and cost. 

.. rubric:: Section Description

.. sidebar:: Other sections

   * :ref:`Attendees<attendees-section>`
   * :ref:`Progress<progress-section-meeting>`
   * :ref:`Predecessor and Sucessor <predSuces-element-section>`
   * :ref:`Linked element<linkElement-section>`   
   * :ref:`Attachments<attachment-section>`
   * :ref:`Notes<note-section>` 
   * :ref:`Live meeting<live-meeting-steering>`    

.. tabularcolumns:: |l|l|

.. list-table:: |ReqFieldLegend| Required field
   :header-rows: 1

   * - Field
     - Description
   * - :term:`Id`
     - Unique Id for the meeting.
   * - Name
     - Short description of the meeting. If not set, will automatically be set to meeting type completed with meeting date.
   * - |RequiredField| Meeting type
     - Type of meeting. 
   * - |RequiredField| Project
     - The project concerned by the meeting.
   * - |RequiredField| Meeting date
     - The initial date of the meeting, including the start and end time.
   * - Location
     - Place (room or else) when meeting will stand.
   * - Email invitation
     - Send an email to the expected participant in the :ref:`Attendees<attendees-Section>` section
   * - Start Meeting button
     - Allow to go on the :ref:`live meeting<live-meeting-steering>` screen. 
   * - Agenda of the meeting
     - Description of the meeting and agenda. 
     
     
Description can be used to store agenda. 

.. rubric:: Email invitation

* Allows to send the email to attendees.
* They will receive the invitation in their calendar management tool. 

.. rubric:: Treatment

.. tabularcolumns:: |l|l|

.. list-table:: |ReqFieldLegend| Required field
   :header-rows: 1

   * - Field
     - Description
   * - Parent activity
     - Parent activity of the meeting. In the WBS structure, under which the meeting will be displayed in the Gantt planning.
   * - |RequiredField| Status
     - Actual :term:`status` of the meeting.
   * - :term:`Responsible`
     - Resource who is responsible for the organization of the meeting. Attention ! The responsible is not automatically assigned.
   * - :term:`In progress`
     - Flag to indicate that meeting has been taken into account. 
   * - :term:`Done`
     - Flag to indicate that meeting has been held.
   * - :term:`Closed`
     - Flag to indicate that meeting is archived.
   * - Cancelled
     - Flag to indicate that meeting is cancelled.
   * - :term:`Minutes<Result>`
     - Minutes of the meeting.
 


.. note::

   **Minutes**

   You can enter here only a short summary of the minutes and attach the full minutes as a file.

   **Steering**

   Retrieving the agenda of a meeting from the description of its type

   **Diary**

   Viewing meetings in agenda, even if they are not planned




.. raw:: latex

    \newpage

.. index:: Live Meeting 
.. index:: Meeting (Live) 

.. _live-meeting-steering:

Live Meeting
************

LiveMeeting you can manage meetings in an :ref:`Agile<agile-methods>` way.

* Manage written production quickly and easily.

* Recovery in the liveMeeting of the agenda established on the meeting screen.

* Automatic saving of the minutes when leaving the live meeting.

* Automatically share the time between all participants.

* Dynamically measure the speaking time of each participant.

* Easily write minutes while assistants speak.

* Easily manage actions / decisions / questions while writing minutes.

* Manage tickets, activities, actions and requirements with Kanban while writing minutes.

* Saving the items entered in the live in the minutes section of the meeting.


Click on :kbd:`Start meeting` button to access the Live Meeting Management screen.

.. figure:: /images/GUI/AGILE_SCR_LiveMeeting.png
   :alt: The LiveMeeting screen
   
   The Live Meeting screen
   
* Click on **Hide time counters** to show or hide participants' tabs with their speaking time    
* Click on |meetingPlay| to start the meeting and to start decrementing the speaking time
* Click on |meetingStop| to stop the meeting and close the LiveMeeting window 
* Click on |Exit| to exit the LiveMeeting screen
* Click on |Save| to save the live meeting report

See: :ref:`livemeeting-agile`

.. rubric:: Kanban Management

Click on |Kanban| to manage the kanbans
 
.. figure:: /images/GUI/AGILE_SCR_LiveMeeting-Kanban.png
   :alt: Kanban management
   
   Kanban management in the Live Meeting
   
You can manage your Kanban tiles directly in the Live Meeting interface. 

See: :ref:`kanban`
   
   

  
   
.. raw:: latex

    \newpage

.. index:: Meeting (Periodic)  

.. _periodic-meeting:

Periodic meetings
*****************
   
Periodic meeting is a way to define some meetings that will occur on a regular basis.

.. figure:: /images/GUI/STEERING_SCR_PeriodicMeeting.png
   :alt: Periodic Meeting screen
   :align: center
   
   Periodic meeting screen
   
.. warning::

   Most fields match between meeting and recurring meeting, but some information is not present for recurring meetings, such as minutes or status.
  
  
  
When recording a recurring meeting, each meeting is automatically created in a parent folder, the recurring meeting.

.. figure:: /images/GUI/STEERING_ZONE_Gantt-PeriodMeetings.png
   :alt: displaying periodic meetings in the Gantt chart 
   
   Display of unit meetings under the parent folder
         
When the parent folder is closed, the meeting lines are not visible, but they appear on the same line as the folder.

.. figure:: /images/GUI/STEERING_ZONE_Gantt-PeriodMeetings_HIDE.png
   :alt: displaying periodic meetings on the bar 
   
   Display of single meetings on the parent folder bar

Changes can be made on each group meeting.

In most cases, these changes will not be affected or erased by periodic meeting updates.
      
Meetings created by recording a recurring meeting will also be displayed on the meetings screen.

.. sidebar:: Other sections

   * :ref:`Attendees<attendees-section>`
   * :ref:`Progress<progress-section-meeting>`
   * :ref:`Predecessor and Sucessor<predSuces-element-section>`
   * :ref:`Notes<note-section>` 
      
 .. compound:: Description section

  Attendees can be defined on a periodic meeting. 

  Assigments of the entire project team to a periodic meeting (as existing for a simple meeting) is possible but the participants will be visible only on unit meetings.

  The periodic meetings will not be planned, only elementary meetings will be. 

  So left work will always be set to zero on periodic meetings.  

  Resource who is responsible for the organization of the meeting. But the responsible is not automatically assigned.
  
  
  
  
    
 .. compound:: Update on a periodic meeting

  On each update of a periodic meeting, meetings are re-evaluated.
  
  This may lead to deletion of some meetings.
  
  This will also reposition meetings, even if their planned dates were elementary updated.
  
  
  
  

 .. compound:: Attendees assignment section
  
  Attendees can be defined on a periodic meeting. 
    
  .. figure:: /images/GUI/STEERING_ZONE_AttendeesSection_team.png
   :alt: attendees section
   
   attendees section
   
   
  The assignment of a project team to a periodic meeting is possible.

  The participants are visible in read-only mode from the recurring meeting but can be modified individually on the unit meeting screens.

 

     
 .. compound:: Section Treatment

  You can defined a parent activity for the meeting.
  
  
  .. figure:: /images/GUI/STEERING_ZONE_GanttMeeting.png
   :alt: display of meetings under a parent activity on the Gantt chart
   
   display of meetings under a parent activity on the Gantt chart
 
  The meetings will be display under the selected activity.
  


 .. compound:: Periodicity section

  You can set a time and frequency for your meetings.

  .. figure:: /images/GUI/STEERING_ZONE_periodicity.png
   :alt: Periodicity Section
   
   Periodicity Section


  The period of the recurring meetings can be entered manually or you can retrieve the dates of the selected project by clicking on the **get dates from project** button.
  
  The number of occurrences and/or the end date can be completed automatically by entering one or other of these criteria.
  
  Fill in the time - Meeting schedules allows you to automatically calculate and fill in the workload to be assigned to the resources - participants of the meeting in the table of assignments.
  
  .. compound:: Periodicity 
    
   Depending on the frequency selected in the drop-down list, the parameter information displayed is different.
    
     .. compound:: Every day 
         
        Example --> every **3** days
   
        The number of occurrences being to be personalized
              
     .. compound:: Same day every week
         
       example --> On **Friday** every **2** weeks
             
     .. compound:: Same day every month
         
       example --> day **7** every **2** month
             
     .. compound:: Same week every month
         
       example --> On **1** th **Monday** every **2** months
         
         
   If the periodicity is likely to include non-working days, check the box to keep only meetings that will fall on a working day.   







.. raw:: latex

    \newpage

.. _attendees-Section:

Attendees section
*****************

This section allows to define the list of attendees to the meeting.

* The list of participants is displayed with 

   - The assignment rate
   - The time assigned and planned for this activity
   - The real time filled in by the resources
   - The remainder to be done.

* If a resource has an entered entry date then they will be taken into account.

* Resources prior to their entry date will not be displayed on meeting prior to this date.

* So meeting works of these attendees are booked in the project.
  
* Ability to assign to a meeting a resource or a contact or a user not member of the project team.

* A special icon is placed on resource rows representing a pool of resources.

.. figure:: /images/GUI/STEERING_ZONE_Attendees.png
   :alt: Attendees section
   :align: center
   
   Attendees section

You can assigned a team to the pool of resource, one dynamic and the other static.

  * The switch button **automatic assignment of the project team** above the assignment table allows you to assign the current project team. 
  
    If a resource is added to the project then they will also be assigned to the meeting.

  * The **assign whole project team** button assigns the project team from time to time. 
  
    If a resource is assigned to the project later, it will not be added to the meeting assignment
    
    
.. rubric:: Attendee list

* Click on |Add| to add a new attendee
* Click on |Edit| modify the assignment of the resource
* Click on |Delete| to delete the assignment of the resource
* Click on |Split| to divide the assignement with another resource
* Click on |Goto| to go to the resource's timesheet screen for the week the meeting was planned

   .. compound:: Mandatory participant and Optional attendant option      
      
      The icon |Star| indicates that the presence of the participant is mandatory
       
      .. figure:: /images/GUI/STEERING_ZONE_AttendeesEdit.png
         :alt: Optional attendant
         
         Optional attendant
   
      More detail about how assigned project resources, see: :ref:`assignment-section` section.
   
   
   
   
   .. compound:: Other attendees
   
      Extra list of persons attending (or expecting to attend) the meeting, in completion to resource in the attendee list.
   
         * You can enter attendees by email address, resource or contact name, user name or initial without caring about. 
         * Just separate attendees with commas or semicolons.
      
      .. note::
   
         Duplicate email addresses in the attendee list will automatically be removed.






.. raw:: latex

    \newpage

.. index:: Decision

.. _change-request: 

Change Request
##############

The change request feature provides effective tracking of your customer's change requests.

Its purpose is to describe a process that makes clear how the change is communicated, how decisions will be made and by whom and how the project will adapt accordingly.

A change request is very close to a requirement, it can also generate several requirements. The change request is necessarily linked to a project and can be linked to a product.


.. rubric:: Section Description

.. tabularcolumns:: |l|l|

.. list-table:: |ReqFieldLegend| Required field
   :header-rows: 1

   * - Field
     - Description
   * - ID
     - Request ID number 
   * - |RequiredField| Name
     - Fill in the title of the change. It must be understandable at first reading
   * - Change Request Type
     - define the type of the request
   * - Project
     - Link the change request to a project
   * - Product
     - Link the change request to a product
   * - External reference
     - Name of the external reference
   * - Contact
     - Name oft the contact  
   * - Origin    
     - Link to the item causing the change request
   * - Business Features
     - Functionality trades whose modification request will need
   * - Urgency
     - Determine the urgency of the request
   * - Initial due date       
     - Date you committed to the client
   * - Planned due date 
     - Deadline actually planned 
   * - Description
     - Describe the change request you want to initiate
   * - Justification    
     - Justify this change request.
   * - Expected benefit  
     - List the potential benefits that this change request will bring


.. rubric:: Section Treatment

.. tabularcolumns:: |l|l|

.. list-table:: |ReqFieldLegend| Required field
   :header-rows: 1

   * - Field
     - Description
   * - Status
     - Actual :term:`status` of the decision
   * - :term:`Responsible`
     - Resource who is responsible for the follow-up of the question
   * - Criticality
     - how critical is the demand
   * - Feasibility
     - how feasibility is the demand  
   * - Technical risk    
     - what are the technical risks
   * - Priority
     - What is the priority of the request
   * - Estimate work
     - Estimate work for the resquest
   * - Estimate cost
     - Estimate cost for the request  
   * - Target Version
     - The target version affected by the request           
   * - :term:`In progress`
     - Flag to indicate that question has been taken into account
   * - Approved by
     - Indicates the date the application was approved and by whom
   * - :term:`Done`
     - Flag to indicate that question has been answered
   * - :term:`Closed`
     - Flag to indicate that decision is archived  
   * - Cancelled
     - Flag to indicate that decision is cancelled
   * - Result
     - Enter the result of the implementation of the change request
   * - Efficiency Annalyse
     - Complete the analysis of the effectiveness of the implementation of the change request
     
     
     
               


.. raw:: latex

    \newpage

.. index:: Decision

.. _decision: 

Decisions
#########

Decisions are stored to keep track of important decisions, when, where and why the decision was taken.

You can link a decision to a meeting to rapidly find the minutes where the decision is described.

.. rubric:: Section Description

.. sidebar:: Other sections

   * :ref:`Linked element<linkElement-section>`   
   * :ref:`Attachments<attachment-section>`   
   * :ref:`Notes<note-section>`   

.. tabularcolumns:: |l|l|

.. list-table:: |ReqFieldLegend| Required field
   :header-rows: 1

   * - Field
     - Description
   * - :term:`Id`
     - Unique Id for the decision.
   * - |RequiredField| Name
     - Short description of the decision.
   * - |RequiredField| Decision type
     - Type of decision. 
   * - |RequiredField| Project
     - The project concerned by the decision.
   * - :term:`Description`
     - Complete description of the decision.
 
.. rubric:: Section Validation

.. tabularcolumns:: |l|l|

.. list-table:: |ReqFieldLegend| Required field
   :header-rows: 1

   * - Field
     - Description
   * - |RequiredField| Status
     - Actual :term:`status` of the decision.
   * - Decision date
     - Date of the decision.
   * - Origin
     - Origin of the decision.
   * - :term:`Accountable<result>`
     - Resource accountable for the decision.
   * - :term:`Closed`
     - Flag to indicate that decision is archived.
   * - Cancelled
     - Flag to indicate that decision is cancelled.
 
.. topic:: Field Origin

   It can be either the reference to a meeting where the decision was taken (so also add the reference to the meetings list), or a short description of why the decision was taken. 

.. topic:: Field Accountable

   The person who took the decision.

.. raw:: latex

    \newpage

.. index:: Question 

.. _question:

Questions
#########

Question are stored to keep track of important questions and answers.

In fact, you should keep trace of every question and answer that have an impact to the project.

The questions can also afford an easy way to track questions sent and follow-up non-answered ones.

This will provide an easy way to find back when, who and precise description of the answer to a question.

Also keep in mind that some people will (consciously or not) be able to change their mind and uphold it has always been their opinion… 

You can link a question to a meeting to rapidly find the minutes where the question was raised or answered.

.. rubric:: Monitoring indicator

Possibility to define indicators to follow the respect of dates values.

 .. describe:: Respect of initial due date
 .. describe:: Respect of planned due date

.. rubric:: Section Description

.. sidebar:: Other sections

   * :ref:`Linked element<linkElement-section>`   
   * :ref:`Attachments<attachment-section>`   
   * :ref:`Notes<note-section>`
   
.. tabularcolumns:: |l|l|

.. list-table:: |ReqFieldLegend| Required field
   :header-rows: 1

   * - Field
     - Description
   * - :term:`Id`
     - Unique Id for the question.
   * - |RequiredField| Name
     - Short description of the question.
   * - |RequiredField| Question type
     - Type of question. 
   * - |RequiredField| Project
     - The project concerned by the question.
   * - :term:`Description`
     - Complete description of the question.

   

.. rubric:: Section Answer

.. tabularcolumns:: |l|l|

.. list-table:: |ReqFieldLegend| Required field
   :header-rows: 1

   * - Field
     - Description
   * - |RequiredField| Status
     - Actual :term:`status` of the decision.
   * - :term:`Responsible`
     - Resource who is responsible for the follow-up of the question.
   * - Initial due date
     - Initially expected date for the answer to the question.
   * - Planned due date
     - Updated expected date for the answer to the question.
   * - Replier
     - Name of the person who provided the answer.
   * - :term:`In progress`
     - Flag to indicate that question has been taken into account. 
   * - :term:`Done`
     - Flag to indicate that question has been answered.
   * - :term:`Closed`
     - Flag to indicate that question is archived.
   * - Cancelled
     - Flag to indicate that question is cancelled. 
   * - :term:`Response<Result>`
     - Complete description of the answer to the question.
  
.. raw:: latex

    \newpage
    
.. index:: Deliverable

.. _deliverables:

Deliverables
############

This section allows to define the list of deliverables items.

This will provide an easy way to organize your due to customers. 

In fact, you can keep track of every deliverables. 

Deliverables links with Milestones.

.. note::

   If you change the responsible of milestones, the responsible of deliverable will automatically changed, and vice versa. 

.. rubric:: Section Description

.. tabularcolumns:: |l|l|

.. list-table:: |ReqFieldLegend| Required field
   :header-rows: 1

   * - Field
     - Description
   * - :term:`Id`
     - Unique Id for the KPI.
   * - |RequiredField| Name
     - name of the deliverable.
   * - IdDeliverableType
     - id of the Deliverable Type.
   * - IdProject
     - id of the Project.
   * - externalReference
     - name of the external reference.
   * - Description
     - Complete description of the deliverable.
     
.. note::

   You can estimated quality value for deliverable and this will produce a KPI. 
      
   See: :ref:`kpi-definitions`
  
.. raw:: latex

    \newpage

.. rubric:: Section Validation

.. tabularcolumns:: |l|l|

.. list-table::
   :header-rows: 1

   * - Field
     - Validation
   * - Delivery status
     - Actual :term:`status` of the delivery.
   * - Deliverable
     - Weight of the quality of the deliverable.
   * - Responsible
     - to name
   * - due date
     - as planned
   * - :term:`Closed`
     - Box to indicate that delivery is archived.

To follow life cycle management on deliverables (status managed as a workflow)

.. raw:: latex

    \newpage

.. index:: Incoming
    
.. _incomings:

Incomings
#########

This section allows to define the list of incomings items from customers.

It can be an indicator to follow if you can begin an action. For example, if you need an item from customer.

Incomings links with Milestones.

.. note::

   If you change the responsible of milestones, the responsible of Incomings will automatically changed, and vice versa. 

   You can estimated quality value for incoming  and this will produce a KPI. See: :ref:`kpi-definitions`

.. raw:: latex

    \newpage

.. index:: Deliveries
    
.. _deliveries:

Deliveries
##########

Deliveries items are stored to keep track of deliveries.

Added list of deliverables integrated in delivery.

.. note::

   Automatic dispatch of delivery status to deliverables.

.. rubric:: Section Description

.. tabularcolumns:: |l|l|

.. list-table:: |ReqFieldLegend| Required field
   :header-rows: 1

   * - Field
     - Description
   * - :term:`Id`
     - Unique Id for the delivery.
   * - |RequiredField| Name
     - Short description of the delivery.
   * - |RequiredField| Deliverable type
     - Type of deliverable.
   * - |RequiredField| Project
     - The project concerned by the delivery. 
   * - ExternalReference
     - name of the external reference.
   * - Description
     - Description of the delivery. 

.. rubric:: Section Validation

.. sidebar:: Other sections
   
   * :ref:`Deliverables`
   * :ref:`Linked element<linkElement-section>`   
   * :ref:`Attachments<attachment-section>`   
   * :ref:`Notes<note-section>`
   
.. tabularcolumns:: |l|l|

.. list-table::
   :header-rows: 1

   * - Field
     - Description
   * - Delivery status
     - Actual :term:`status` of the delivery.
   * - Resource
     - resource of the delivery.
   * - Planned date
     - Expected date of delivery.
   * - Real date
     - Effective delivery date.
   * - Validation date
     - validate the delivery date.
   * - :term:`Closed`
     - Flag to indicate that delivery is archived.

To follow life cycle management on deliveries (status managed by a workflow)


.. _mail-followup:

Mails follow-up
###############

Incoming and outgoing mail allows the dematerialization of mail to facilitate its distribution, allow archiving and monitoring by all employees


.. rubric:: Incoming mails

.. figure:: /images/GUI/STEERING_SCR_IncomingMail.png
   :alt: Incoming mails screen
   
   Incoming mails screen
   
   
   
   
.. list-table:: Required fields |ReqFieldLegend|
   :header-rows: 1

   * - Field
     - Description
   * - :term:`Id`
     - Unique Id for the context.
   * - |RequiredField| Name
     - Name of the mail
   * - |RequiredField| Incoming mail type
     - Type of the mail* 
   * - |RequiredField| Project
     - Name of the project to which the mail is attached    
   * - Date of receipt
     - Date of receipt of mail 
   * - Receive mode
     - How was the mail received*
   * - Responsible 
     - person handling mail
   * - Status   
     - Status of the mail 
   * - :term:`Closed`
     - Box checked indicates the mail is archived.
   * - Cancelled
     - Box checked indicates the mail is cancelled. 
 
\* customizable in value lists


 .. compound:: Transmitter description
 
   In this section it is possible to indicate which transmitter is.
   
   If it is a contact known to your database, you can select it directly from the lists.



 .. compound:: Approvers
    
   You can define approvers for a mail.
  
   * Click on |Add| to add an approver
   * Click on |Delete| to delete an approver
   
   On the incoming mail screen, the approver can approve or reject the maiml.

   All approvers of the mail can view the response of other approvers.   
   
   
     .. compound:: Approval status
  
      This status allows you to globally track the status of the approval.
      
      It can be used in a filter, like all the other fields of the mail object.
      
      calculated according to the approval status of the mail it may take the following values:
      
      * **Without approval:** if no approver has been added to the list of approvers
      * **Rejected:** if at least one approver rejected the mail
      * **Pending approval:** if there is at least one approver who has not approved the document and no one has yet rejected the mail
      * **Approved:** if all approvers approved the mail.  
      
.. rubric:: Outgoing mails


.. figure:: /images/GUI/STEERING_SCR_OutgoingMail.png
   :alt: Outgoing mails screen
   
   Outgoing mails screen
   
   
   
   
.. list-table:: Required fields |ReqFieldLegend|
   :header-rows: 1

   * - Field
     - Description
   * - :term:`Id`
     - Unique Id for the context.
   * - |RequiredField| Name
     - Name of the mail
   * - |RequiredField| Outgoing mail type
     - Type of the mail* 
   * - |RequiredField| Project
     - Name of the project to which the mail is attached    
   * - Sent date
     - Date of mailing
   * - Sent mode
     - How was the mailing*
   * - Responsible 
     - person handling mail
   * - Status   
     - Status of the mail 
   * - :term:`Closed`
     - Box checked indicates the mail is archived.
   * - Cancelled
     - Box checked indicates the mail is cancelled. 
 
\* customizable in value lists


 .. compound:: Transmitter description
 
   In this section it is possible to indicate which transmitter is.
   
   If it is a contact known to your database, you can select it directly from the lists.



 .. compound:: Approvers
    
   You can define approvers for a mail.
  
   * Click on |Add| to add an approver
   * Click on |Delete| to delete an approver
   
   On the outgoing mail screen, the approver can approve or reject the mail.

   All approvers of the mail can view the response of other approvers.   
   
   
     .. compound:: Approval status
  
      This status allows you to globally track the status of the approval.
      
      It can be used in a filter, like all the other fields of the mail object.
      
      calculated according to the approval status of the mail it may take the following values:
      
      * **Without approval:** if no approver has been added to the list of approvers
      * **Rejected:** if at least one approver rejected the mail
      * **Pending approval:** if there is at least one approver who has not approved the document and no one has yet rejected the mail
      * **Approved:** if all approvers approved the mail.  
      
      
      
      
.. _project-analysis:

Project Analysis
################

Projeqtor allows you to record assumptions, constraints and lessons learned. 

This involves having several screens to enter this information which can be linked to the project like each element of ProjeQtOr.

These screens will allow you to establish a management plan for your projects, whatever they may be.
      