# Agile Methods

Agile methods are groups of practices of piloting and realization of projects. They originate from the Agile Manifesto, written in 2001, which uses the term “agile” to refer to multiple existing methods.

Agile methods are more pragmatic than traditional methods, involve the client as much as possible and allow a great reactivity to his requests. They are based on an iterative, incremental and adaptive development cycle and must respect four fundamental values, based on twelve principles, from which a base of practices, either common or complementary, derives.

## KanBan

The Kanban methodology originated from the Japanese automotive industry. It was created with the aim of optimizing production.

It is a visual task management tool that allows you to track tasks in real time, manage priorities and promote collaboration between team members.

It works by simple drag and drop in a column. Each column respects the rules of the workflow linked to the element of your kanban

Kanban Screen

In ProjeQtOr, you can create a new Kanban board for:

- Tickets,

- Activities,

- Actions,

- Requirements

### Dashboard management

The Kanban Dashboard allows you to customize the display of tiles and the differents kanbans.

Header area

You can create or modify columns or even create tiles or new kanbans, export or print your tiles…

Interface areas:

The Drop-down list

Create a new table

Create a new column

Create a new element

Fields restriction

Kanban filters

Display options on kanban

Display options on tile

The Drop-down list

You can see the complete list of created tables by clicking on the Kanbans drop-down list in the My Kanbans section.

The icon used for kanban tables created corresponds to the type of elements selected.

You can see the shared kanban tables by others users on the shared Kanbans section.

List of existing kanban

- Click on to create a new kanban

- Click on to copy this kanban

- Click on to edit this kanban

- Click on to share this kanban. The icon is fill when it is already shared.

- Click on to delete this kanban

BACK

Create a new table

When you create a kanban, no matter what type, only one column is available.

You create the following columns according to your needs.

- Click on to create a new Kanban

Add a new kanban of tickets

You will need to define:

- Name for the new Kanban board

- Type of item: you can define a Kanban of Tickets, Activities, Actions or Requirements

When you have selected the item type, you must then define the type of Kanban board to apply:

- Status: you will manage the most standard “status based” kanban board

- Target product version: you can distribute the tickets among the target product version

- Planning activity: You will be able to send tickets among planning activities, which can be your Sprints in the Scrum method.

- Target milestone You manage your elements according to the target milestones of your project

You can choose directly if you want to share the newly created kanban with other users so that they can use it.

When you share a Kanban, other users will see your share in the list of shared Kanbans.

Shared Kanban

Each time you access the Kanban screen, the last selected Kanban map is displayed.

See also

Planning activity on the tickets screen and Milestone

BACK

Create a new Column

By default, when you create a new Kanban table, it gets a single column.

- Click on to create a new Column

The pop up is different depending on the type of kanban board created beforehand.

Add a new column

In the case of a status arrangement, the columns contain items from one status to another in the order of presence of your workflow.

Select the next status

The next column will show the next status following your workflow to the last or the status you have determined.

Details header column

Each column indicates the number of elements contained in.

- Click on to edit the column name.

- Click on to delete the column.

BACK

Create a new element

The creation button change depending on the type of the element selected.

- Click on to add a new ticket into the Kanban Board or

- Click on to add a new action into the Kanban Board or

- Click on to add a new activity into the Kanban Board or

- Click on to add a new action into the Kanban Board

BACK

Fields restriction

As with other ProjeQtOr screens, you can restrict the display of items in the created columns of your kanban.

You can restrict items by name, manager, version, and sort them by ID, name, manager, status, or target version product.

BACK

Advanced filters

- Click the icon to set an advanced filter.

The advanced filter is used to define a clause to filter and sort

See also

Advanced filters in Graphic User Interface

BACK

Display options on kanban

Many options allow you to customize the display of your kanban or tiles.

For the kanban:

- Show work on elements

  Allows you to display the estimated, actual, and remaining work on each task.

You can view the work information of items on each column.

- Show idle elements

  Allows you to display closed items in the columns of your kanban.

- Show large element

  The tiles for each element will adapt to the full width of the column. This allows much more information to be displayed as the project name.

Large tiles

- Show backlog

  The backlog column of your kanban is hidden by default. It defines the initial state of your tiles in your kanban. The backlog is the list of pending tasks: these are all the ideas, requests, or work that need to be done but have not yet been planned or started.

and for the personaliszation of the tiles:

- Status

- Product version

- Planning/Parent activity

- Manager

- Priority

- Urgency

- Planned end date

- Type

- Color by Project / Priority / Urgency

difference between tickets tile and Activity without display options and with all options

All these options allow you to have simple tiles or tiles offering maximum information.

The estimated work, actual work, and work remaining information on the selected item can be displayed.

If your profile is not allowed to see the job, you will not have access to this option.

The format for displaying the job (days or hours) depends on the global parameter.

- unit for real work allocation for Tickets

- unit for workload for Activities

Show idle elements allows you to display or not inactive elements (closed, canceled, paused, etc.)

By default, Kanban board columns display two tiles side by side. By displaying the tiles in wide mode, each tile takes the maximum width of the column and allows to display much more information.

Tip

When you create a kanban, you do not yet have columns representing a state, a set of states or even versions.

The tiles then appear in a Backlog column. You have the option to display or hide this column.

BACK

### Details of an element

The kanban tile represents your task. Whether it is an activity, an action, a requirement or a ticket

Kanban Tile

The kanban tile is customizable. You can hide some information.

Interface areas:

ID of the element and the color of the project color

The type of the element

The planned due date for the element

The name of the element

Status in which the tile is located in relation to your Workflow

The description of the element

The target product version

The planning activity or parent activity related to the element

Estimated work | Real work | Left work

Responsible of work Photo - The name is displayed on mouse over

Priority of the element - Priorities are customizable.

Urgency of the element - Urgency are customizable.

Add a note. The number of notes is displayed on the icon

Vote. The button allows you to vote on the item if you have the rights. Click the button to display the voting pop-up

Go to. The button allows you to go to the item’s page if you have the rights.

#### Contextual menu

By right-clicking on a tile, you access the contextual menu which gives you access to several options

contextual menu

These are the main options like create, edit, copy but also shortcuts to add comments or go to the element.

### Operations on element

#### Edit an element

> - Click on to edit the element.

> - Click on the button to edit the element directly from the Kanban screen. A pop-up is displayed with your item information as on the dedicated screen.

> - Click on to save your changes

> Edit element window

#### Moves an element

> To move tickets, activities, or anything else from your kanban, drag and drop a ticket into the corresponding column.

> Move an element

> The heading of the moved element then changes to green when it is on a column where the movement is allowed and is red when it is on a column where the movement is prohibited.

> If the Kanban is arranged as statuses, the new status after move, will be the first status of the range defined for the column.

> For Kanbans based on the target product version and planning activities, the new field value will simply be the target.

#### Forbidden moves

> Displacements will change the value of the corresponding field for the moved element.

> movement refused

> But the “status” change must respect the workflow configuration for the given item type. This is why some movements are prohibited.

> Permitted moves are easily identified from prohibited moves by the color of the Ticket header or the moved Activity.

#### Updating

> Depending on the configuration of the ticket type, some state changes may require the definition of new fields.

> For example, in the default configuration, when changing to the “assigned” state, “responsible” is required, and when transitioning to the “terminated” state, “result” is required “.

> In this case, when you move a ticket in the Kanban columns, a pop-up window appears to allow you to enter the missing value if it is not already defined.

### Vote

If the voting settings and your rights allow you to vote on an element, then the vote button will be clickable and you will be able to vote directly on the element from the Kanban screen.

Vote pop-up

Enter your vote. The remaining points are automatically decremented.

Click on validate to close the pop-up.

According to the rules established for voting on the item, the button will fill up as the votes are cast.

icon indicating that votes have started or have been completely filled

See also

voting management

## Live Meeting

LiveMeeting allow you to manage meetings in an agile way:

- Manage written production quickly and easily

- Recovery in the liveMeeting of the agenda established on the meeting screen

- Automatic saving of the minutes when leaving the live meeting

- Automatically share the time between all participants

- Dynamically measure the speaking time of each participant

- Easily write minutes while assistants speak

- Easily manage actions / decisions / questions while writing minutes and add them with the enter button.

- Manage tickets, activities, actions and requirements with Kanban while writing minutes.

- Kanban status change manipulations are also indicated in the meeting minutes.

The Live Meeting button

Click this button to access the Live Meeting Management screen.

The Live Meeting screen

- Click on Hide time counters to show or hide participants’ tabs with their speaking time

- Click on to exit the LiveMeeting screen

- Click on to manage your kanbans since the livemeeting

- Click on to display the QUestions / Actions and Decisions

- Click on to save the live meeting report

Starting a meeting

When the Live Meeting screen opens, the duration of the meeting is automatically distributed equally to all participants.

Time distribution

- Click on to start the meeting and to start decrementing the speaking time

- Click on To stop the meeting and therefore close the LiveMeeting window to return to the current meeting screen

- Click on to pause the speaker’s time

> Set the organizer

> Before starting the meeting, you can define an organizer who will need additional speaking time to be able to lead the meeting.

> To designate it, click twice on the hourglass to obtain the symbol on the icon.

> The organizer is designated, and sees his time increment double by taking equitable time on the other participants.

> The designated organizer has a PLus on the hourglass icon of his tab

> Note that only one participant can be defined as an organizer.

> To set another participant as an organizer, you must first redefine the current organizer as a normal participant by clicking the hourglass button again.

> Speaking Time

> If you started the meeting by clicking on the Play icon at the top right of the screen, then this is the first speaker displayed, the one with the green sign that will begin speaking.

> Otherwise, click on the speaker’s tab of your choice to start your speaking time.

> - Click on to prevent a speaker from speaking

> - Click on to give him the floor again

> If you prevent a speaker’s speaking time by clicking on the hourglass, then the remaining speaking time of the speaker will be redistributed to the other participants entitled to speak.

> Write a meeting report

> During the course of the meeting, the person in charge of the report can inform and report the words of the various participants.

> The text editor is dynamic and reacts to speakers who have the floor.

> When one speaker is finished and another speaker speaks, a field is added in the text editor with the name of the speaker with the detail of the time

> The pause is also mentioned always with the detail of the time.

> Field with the speaker’s name

> When you stop LiveMeeting by clicking | meetingStop | the meeting report is automatically copied to the Minutes field in the treatment section.

> The meeting report is copied in the minutes field in the treament section

Actions, Decisions and Actions

In the lower part of the screen, if the kanban is not open, you have direct access to actions, decisions and questions.

Actions, Decisions, Questions Management

Each list acts as the standard “linked element” element present on almost every element screen.

You can then list an item to add it to the list of related items, but also create a new item to add to the list, just like for the Linked Items feature.

All linked items through this feature will appear in linked items in the meeting.

There is a slight difference with related items, when you click on the name of an item, you are not redirected to it.

It simply opens in a pop-up form, allowing you to update it without leaving the LiveMeeting screen.

> New element

> You can create, edit, or delete an action, decision, or question from the live meeting screen.

> Click on at the top right of each section to add a new element

> A pop up opens and allows you to create and edit the selected element.

> > Creating a new element

> > - Click on to select an item into the list by

> > - Click on to create an item

> > - Click on to undo the current manipulating and close the window

> > - Click on click on filter to restrict display

> You can also create a new item directly.

> Fill in the fields with an explicit title and click on to validate.

> Add a new element

> The line is displayed directly in the corresponding section without opening the pop up.

## Planning Poker

Planning Poker, also known as Scrum Poker, is a consensus-based gamified estimation technique primarily used to estimate the relative effort or size of development goals. (wikipedia)

Projeqtor integrates planning poker into its functionalities. You will be able to plan a planning poker session as a meeting and see it appear on the Gantt chart.

You define the project to which the session is linked, the user story (s) as well as the voters.

### Planning poker session

The planning poker session screen is reserved for the session organizer and certain supervision profiles.

A planning poker session can be scheduled and is visible on the Gantt chart of the planning view.

Planning poker session screen

Run a poker session

You define a date for your session, one or more user stories and the participants in the votes.

Click on ``Run` `estimate`` in front of the user stories you want to launch or on ``run` `all`` to launch all the user stories

When at least one user story is started, then voters will be able to access it on the planning poker estimate screen.

Only profiles with update rights can vote on the planning poker sessions screen.

The user story estimate is identical between the planning poker session screen and the planning poker estimate screen.

> Planning poker type

> In ProjeQtOr, basic, you find the types “live session” or “session with a due date”.

> The types are customizable and can be changed according to your needs.

> See: Planning poker type

> User story

> The User Story represents an Agile practice, used above all in Scrum, to “capture” the needs of the users by expressing in a general and not detailed way, the characteristics, the functions and the requirements of the product to be created.

> In ProjeQtOr, a user story can be a ticket, an activity or a requirement.

> A session can contain several user stories, there is no limit.

> Each of these user stories can be started individually, in part or in full.

> Attendees

> Participants can be resources, contacts, or users.

> Participants are assigned as on an activity, with a function linked to a cost.

> You can assign a load manually but if you have entered a time slot then the load is automatically calculated.

> Pause and stop session

> You can pause the session. This will remove user stories from the planning poker estimates screen without actually closing or stopping the session.

> Stop the session, will change the status of the latter to “done”.

> User stories will still be visible on the estimates planning poker screen but you will no longer be able to vote.

> Change the status to in progress so that the `pause` and `closed` buttons are visible again.

Closed a poker session

When all the votes are recorded, you have two options :

> - Close the vote

> - Turn the cards over

When you turn over the cards, the vote is indicated on each participant’s card.

Flip cards

You then have the possibility to reset the votes and this in accordance with the Scrum method, until the vote is unanimous.

If all the votes are unanimous, when the user story is closed, the complexity point that was voted on is indicated.

Close of unanimous votes

If you close without the votes being unanimous, at the time of closing, the lowest and highest values are shown.

The lowest value is selected by default, but you can click the highest value to select it or select another value from the drop-down list.

Closure of non-unanimous votes

When the estimate is closed, the value that was voted on is displayed in the user story table.

Report of the value in the table of user stories

### Planning poker estimate

This screen is intended for participants of the voting sessions.

User stories are visible on the planning poker estimates screen only when at least one user story is started.

Estimate planning poker screen

The participants can vote thanks to a series of numbered cards on the principle of the Fibonacci sequence, but in a rounded way.

These values are customizable.

See: list of value - Story point

Estimate an user story

Each participant clicks on a card in order to estimate the proposed user story.

If more than one user story then click on `next` to vote for the next user story.

Planning Poker estimate

- Click on to refresh your screen and the votes

- Click on ``flip` `card`` to return the cards. Only if the user has the rights to do so.

When you have voted, the card changes color. Your vote has been registered

> Remaining vote

> The remaining votes correspond to the number of votes you need to cast.

> Use this information to make sure you don’t forget a user story.